GitLab/Roadmap



Migrating our code review from Gerrit to GitLab will happen in stages:

✅ Foundations
Consultation, documentation, vetting contractors, and buying hardware

👥 Groups involved
Technical community, Engineering Productivity, Site Reliability Engineering, Security, WMF Legal, GitLab contractor

📝 Activities

 * ✅ GitLab community consultation
 * ✅ Document code review and continuous integration workflows to include GitLab
 * ✅ Produce a roadmap
 * ✅ Engage with WMF Legal for ToS/Privacy Policy updates
 * ✅ Begin hiring process for GitLab contractor
 * ✅ Identify and estimate hardware use for GitLab components

📑 Status
✨Complete✨

✅ Construction
Install and provision GitLab, create runbooks for upgrade and common administration tasks.

👥 Groups involved
Engineering Productivity, Site Reliability Engineering, Datacenter operations, Security, GitLab contractor

📝 Activities

 * ✅ Build a pre-production testing environment
 * ✅ Explore and establish login and authentication options
 * ✅ Rack, install, and setup GitLab for production
 * ✅ https://gitlab.wikimedia.org exists
 * ✅ Backups
 * ✅ Monitoring and Metrics
 * ✅ Establish deployment and upgrade cadence

📑 Status
✨Complete✨

✅ Explorers
Individuals can use GitLab for their projects, but GitLab will still be missing features needed for teams to adopt GitLab.

👥 Groups involved
Individual developers, Engineering Productivity, Site Reliability Engineering, Security

📝 Activities

 * ✅ Publish tools for repository management
 * ✅ Create the initial ACL schema
 * ✅ Build puppetized CI runners
 * ✅ Open registration beyond NDA
 * ✅ Announce that we're open for use

📑 Status
✨Complete✨

🚧 Pioneers #
Groups of early adopters (“Pioneers”) can start to use GitLab. Release Engineering will begin to add needed integrations.

👥 Groups involved
Developer teams on the early adopter list, Engineering Productivity, Site Reliability Engineering

📝 Activities

 * Adapt notification bots (IRC/Slack) for GitLab
 * Adapt integrations with Phabricator
 * Automate the migration of code review from Gerrit to GitLab
 * Migrate code review to GitLab for these repos.
 * Test out and build (if necessary) support for dependent patchset workflows
 * Migrate mainline branch names to be more inclusive: move  to   alongside teams

📑 Status
🚧 In Progress

Estimate: Q2 FY2021/2022 (Oct–Dec)

Pipeline
Both the Deployment Pipeline and Wikimedia Cloud Services build and deploy container images to production environments. GitLab offers image building features in its CI pipeline. Let's standardize on a common way to target WMCS and Wikimedia production for container image deployment.

👥 Groups involved
Service developers, Engineering Productivity, Site Reliability Engineering, WMCS

📝 Activities

 * Build GitLab workers for secure Docker image creation.
 * Migrate relevant bots for these repositories
 * Plan with SRE and WMCS:
 * Continuous build and integration for each merge request for each repository
 * Continuous delivery of image artifacts to production infrastructure
 * Migrate code review to GitLab for these repos

📑 Status
♾️ Waiting

Estimate: Q3 FY2021/2022 (Jan–Mar)

MediaWiki+Extensions+Skins
This is the big push. We'll need experienced MediaWiki developers to partner with Release Engineering.

👥 Groups involved
MediaWiki developers, Engineering Productivity, Product and Technology department teams

📝 Activities

 * Implementation of the Gerrit Privilege Policy on GitLab.
 * Move the primary MediaWiki development platform from Gerrit to GitLab
 * Re-implementation of developer and release tools:
 * Ensure that deployment tooling has support for GitLab
 * Retool metric collection to support GitLab
 * Migrate code review to GitLab for these repos
 * Set these Gerrit repositories to read-only

📑 Status
♾️ Waiting

Estimate: Q3/Q4 FY2021/2022 (Jan–Jun) at the earliest

Decommission Gerrit
We have migrated all active code review to GitLab and now we can put in place a read-only/static view of Gerrit for historical URL preservation purposes. This is a big project itself.

👥 Groups involved
Technical community, Engineering Productivity, Site Reliability Engineering

📝 Activities

 * Gerrit becomes read-only
 * Create static dumps of historic reviews with reasonable efforts to preserve URLs
 * Important URLs: Change-Id, SHA1, unique ID, anchors to review comments(?)
 * Gerrit servers decommissioned
 * Ask GitHub repos to move to GitLab

📑 Status
♾️ ¯\_(ツ)_/¯

Estimate: Too early to say