User:Livnetata/OPW progress report

These are the weekly reports on the Wikipedia Article Translations metrics for User:Livnetata.

You can find more about it at my OPW related blog post - coming soon.

Relevant Links

 * Project plan agreed with mentors. My old proposal would be integrated into the plan as we go.
 * Project on Phabricator.

Landing and first meetings with mentors
As I'm new to the FOSS community, and to coding on the web, most of the things I encounter are new and overwhelming. Taking this into account, I think that working with the mentors (especially Amir) couldn't have been more helpful. We met twice (living in the same city) and he gave me tips on how to best work and be in touch with the community, and most importantly, we had a really productive brainstorming to understand where I should start my research. I think getting into the world of MediaWiki is not easy (as there are lots of technical issues along with understanding the norms) and having someone to guide you through it is essential.

I also had a really nice skype meeting with Roxana, the second intern on the project to get to know each other.

Lessons learned since 22 November

 * Got familiar with the Content Translation product and parts of its code.
 * Learned to use IRC and the mailing lists as a mean of communication (along with phabricator).
 * Got familiar with wikidata and some tools there that are related to our project.
 * Did some research on the MediaWiki tables and statistics tools available.
 * signed up to the wikidata and wiki research mailing lists.

Communication Plan

 * Communicate with the community and relevant personal over IRC.
 * Chats and emails for short question or long updates.
 * Complete weekly progress reports and blog post about my progress.
 * Update my tasks on phabricator so everyone will know what the rest are doing.
 * Weekly meetings with the team.

Deliverables (Before mid-term evaluation)

 * Having all the data we need to start checking our model on two languages (and hopefully having a proper model at hand).


 * write a description on the way people translate pages.
 * have test cases for translated pages.
 * have test cases for pages that weren't translated.
 * knowing which metrics are important and how to check them (date of posting, changes to other pages etc.).

Week 1: December 9 - December 15

 * Asked editors on the Hebrew village pump about their editing methods. See conversation (in Hebrew) here.
 * Had a group meeting via Google hangout with Amir, Joel and Roxana.
 * Started working on my first task - Research how articles are translated manually
 * Opened some smaller tasks in Phabricator for me to figure out what Ihas need to do
 * Continued to learn how Wikidata works.

Week 2: December 16 - December 22
In this week I focused on task T78818 - finding an easy way to find all the articles that exist in two languages.
 * Downloaded the relevant Hebrew Dumps.
 * Learned about the Wikipedia API sandbox. Decided that this is not the way.
 * Tried to understand if it is possible to work with Wikidata - wikibase tables (took a lot of time to understand what I am looking for).
 * Decided for now that this is not the way as there is no easy access to it and the dumps are not "easy to use".
 * Finished the task for the dumps direction: Wrote an SQL query that returns all the articles in Hebrew that has a counterpart in English, and ids.

Week 3: December 23 - December 29

 * Met Amir - Reviewed what I did until now and what I am planning to do.
 * Started Learning PhP.
 * Asked (and granted) access to Wikipedia Database (we understood that I will work with too much data to download the dumps and work the database locally).
 * Read about other projects related to language that people are doing with Wikipedia and Wikidata.
 * Random walked around the different Wikipedias in search of properties that define translated pages. Learned a lot about how things work but still have a lot to do.
 * Celebrated Hanukkah!

Week 4: December 30 - January 5

 * Finally understood how Autolist works! (relating to two weeks ago's subject). Tried to understand its code, moderate success.
 * Gave up on working with Wikidata databases and Toolkit (because from my understanding, it is not yet implemented to be easily accessed).
 * Continued to research properties that define translated pages. Made a big progress. The findings are summaries in here.

Week 5: January 6 - January 13

 * Wrapping up the research - Writing the findings under the project page.
 * Finished task T85410.
 * Starting to build a model + understand how to check each parameter.