Wikimedia Release Engineering Team/Checkin archive/20160111

= 2016-01-11 =

Vacations/Important dates
How to do it: https://www.mediawiki.org/wiki/Wikimedia_Release_Engineering_Team/Time_off
 * Jan 16-18: Chad - another music festival
 * Jan 18: US HOLIDAY - Martin Luther King Day
 * Feb 15: US HOLIDAY - President's Day
 * May 9-?: Greg - paternity leave
 * May 17-(?): Dan - paternity leave :D
 * May 30: US HOLIDAY - Memorial Day
 * June-ish: Chad - EDC
 * August: France holiday - because french. :)

Actions from last meeting

 * TODO - No One Yet: investigate carbon aggregation of stats >1 month old behavior
 * ACTION: Antoine to create a task
 * Overdue

KPIs

 * https://grafana.wikimedia.org/dashboard/db/releng-kpis

New vs Maint time spent

 * Q2: https://docs.google.com/a/wikimedia.org/spreadsheets/d/1FI90AefwdLHGzVVdrLS6AxcTcJtLFyX0aQTQfyc88s4/edit
 * Q3: https://docs.google.com/spreadsheets/d/1LJDc5W2Mlpzc0L1i7WyPwWU8AgWMn0fXRuNEEmg1EMU/edit#gid=0

#together

 * Team workboard: to triage: https://phabricator.wikimedia.org/project/board/20/query/TRiVy4zOMdR./
 * Team workboard: only-in-#releng(ish): https://phabricator.wikimedia.org/project/sprint/board/20/query/g2T5.QSLJVRQ/

Scrum of Scrums

 * https://phabricator.wikimedia.org/project/board/64/
 * Blocked on us: https://phabricator.wikimedia.org/maniphest/query/h7YTCBTJsepS/#R

CI Scaling

 * https://phabricator.wikimedia.org/project/board/1010/
 * Quarterly Goal: "CI cluster responds to spike in queued builds by starting and registering additional jenkins slaves" - https://phabricator.wikimedia.org/T111106


 * package caching not done
 * lot of maintenance
 * still transitioning repos to test entry points
 * Reducing # of different jobs
 * More repos fixed
 * moar maintenance
 * Nodepool had a few outages, all related to issue in OpenStack API

Deployment Tooling / scap3

 * Main: https://phabricator.wikimedia.org/project/board/349/
 * Scap3: https://phabricator.wikimedia.org/project/board/1449/
 * Quarterly Goal: "Migrate all Service team owned services and MW deploys to scap3" - https://phabricator.wikimedia.org/T109926

* Still have yet to migrate any services over :o\ ** Briefly migrated in beta ** Hopefully make a dent this week

Diff[usion|erential] migration

 * https://etherpad.wikimedia.org/p/diffuerential-weekly
 * Gitblit-Deprecate: https://phabricator.wikimedia.org/project/board/46/
 * Quarterly Goal: https://phabricator.wikimedia.org/T111465
 * Gerrit-Migration: https://phabricator.wikimedia.org/project/board/9/

Beta Cluster

 * https://phabricator.wikimedia.org/project/board/497/?order=priority