FlaggedRevs/maintenance/status

Last update on: 2012-07-monthly

2011-05-01
Aaron Schulz continued to refactor the extension and to fix bugs. He improved the API error messages, added other features to the API, and worked on performance improvements.

2011-07-01
Aaron Schulz improved user preferences and changed the way statistics are stored in the database, among other minor improvements. Chad Horohoe helped review the backlog of unreviewed commits.

2012-05-07
Assigning Mattias Mullie to work on it with Aaron Schulz and Ryan Kaldari will do code review. Still lining up some support from product.

2012-05-monthly
Begun assignments if bugs come up with enwiki usage: 
 * Development: Mattias Mullie
 * Code Review: Aaron Schulz and Ryan Kaldari
 * Product:James Forrester

2012-06-monthly
No updates other than support for AFTv5 and minor bug fixes.

2012-07-monthly
Fabrice Florin and Matthias Mullie led the deployment of Article Feedback on 10% of the English Encyclopedia, in collaboration with Pau Giner, Ryan Kaldari, Roan Kattouw, Oliver Keyes, Chris McMahon, Benny Situ, Heather Walls, Howie Fung and Terry Chay. This month, the team developed final features for this tool, including the article feedback page, the central feedback page, and the [//en.wikipedia.org/wiki/San_Francisco?aftv5_form=6 final feedback form] (scroll to bottom of page). To guide users of this tool, we also published a new video tour, a walkthrough tutorial and various help pages. We have received a very positive response to article feedback from the Wikipedia community through a variety of channels, from talk pages to IRC chats and Wikimania presentations. Community members typically find the tool useful and well-thought out, and many editors have told us they have already made improvements to articles based on feedback from readers — which is exactly the behavior we were hoping to encourage. We have started our productization phase (more platforms, scalability, code re-factoring, localization, metrics, mobile). We are now aiming for a full release to 100% of English Wikipedia by October 2012 — with other wiki projects starting later this year. 