User talk:Rtdwivedi

Hello everyone! Please feel free to start a discussion here.

Comments
Somme comments on the proposal:


 * 1) Please remove discussion on this talk page that aren't related to this proposal.

Tpt (talk) 09:39, 26 April 2013 (UTC)
 * 1) For the planing (some comments)
 * 2) May 27- June 17: Ok. Needed time but, if you have no other work at the same time, I believe you can learn the codebase in a week.
 * 3) June 17- June 30: I think that unit tests goes at the same time as the refactoring: you refactor something and you write unit tests.
 * 4) July 1- July 5: I don't think that "use less of global variables" is a goal in itself. It'll be done as the same time as the move to PHP of some parts of code and refactor of the JS part.
 * 5) July 5- July 20: Ok.
 * 6) July 21- July 31: Should be done before the JS refactoring as the JS refactored code will be based on the new PHP components.
 * 7) August 1 - August 12: Should maybe be mixed with the refactoring. Write only unit test during a week is awful.
 * 8) August 12- August 25: Mixed with the refactoring.
 * 9) August 25- September 10: Should be done at the beginning of the JS refactoring as you'll use it for the refactoring.
 * 10) September 10- September 16: Ok
 * 11) September 16- September 23: Ok