MediaWiki 1.19/Roadmap

Timeline

 * December 2011 - Reduce unreviewed revisions from over 1000 to under 300
 * January 2012 - Reduce unreviewed revisions from 300 to none, branch 1.19 for deployment
 * February 2012 - Deploy MediaWiki 1.19 to the production cluster

Our target is to have a completely reviewed trunk on January 31.


 * Current code review numbers
 * Code review projection

Significant code changes
This is a list of significant code changes for the purposes of code review organisation.

Core

 * {Request,I,Derivative}Context
 * Localisation Cache ACCEL store (r101507)
 * FileBackend refactoring - Not merged yet (in Aaron's user branch), but an important part of the SwiftMedia project, and hopefully landing the week of 2011-12-12. We'll delay 1.19 to get this in.
 * Other changes tagged "important"

Documents

 * Revision report — Remaining revisions and issues that need to be resolved before the release.
 * Status updates