Wikipedia over SMS & USSD/status

Last update on: 2012-10-monthly

2012-03-14
First partner rollout, pending resolution of remaining ops issues

2012-03-21
MaxSem joined the project to build better MediaWiki API support for Vumi

2012-03-31
We had our first partner roll-out, pending resolution of remaining operations issues. Max Semenik joined the project to build better MediaWiki API support for Vumi and rewrite the Vumi plugin for Wikipedia.

2012-04-10
Max finished his work for better Api support. Patrick worked with Praekelt to finish creating Debian packages for Vumi. Were now taking the packages that PraeKelt built and are using those to build our own

2012-04-monthly
Patrick Reilly wrapped up work packaging Vumi and we're just waiting on the operations team to install the production system. Next, we'll invite users to test it over Jabber, while we work with our various partners to connect it to mobile phone networks. This will wrap up our initial implementation of this project.

2012-06-monthly
We've been making significant progress recently to secure the necessary partnerships that will make it possible to provide Wikipedia over SMS. 

2012-07-monthly
Patrick, Jeremy, and Dan worked to make the vumi architecture stack production ready. They worked with the operations team to puppetize the setup in prep for moving it to real hardware. Next month we'll be prepping for a demo with one of our potential partners.

2012-08-02
Production hardware installed waiting for software deployment''

2012-08-monthly
<section begin="2012-08-monthly"/>Production hardware is now in place and running the latest builds via puppet configuration.<section end="2012-08-monthly"/>

2012-09-monthly
<section begin="2012-09-monthly"/>Patrick worked with Jeremy from the Prakelt foundation to finalize the puppet configurations for Vumi. Next the team will be creating the analytics pipelines to measure the effectiveness of the app. Working with various partners we'll launch focused country tests later this year.<section end="2012-09-monthly"/>

2012-10-29
<section begin="2012-10-monthly"/>Worked on diagnostics and debugging prior to initial launch with partner. We're seeking to hire an engineer specifically to work on this area.<section end="2012-10-monthly"/>