Scrum of scrums/2015-07-01

= 2015-07-01 =

Android

 * We were planning to release to production this week, but TSG found a significant bug, and also due to a couple other elusive bugs, we'll go through another Beta cycle, and release to production next week.

iOS

 * Version 4.1.6 is delayed due to being re-uploaded (now build version 150). We hope it passes review within the next 5-10 biz days

Discovery

 * Blockers:
 * James has a new, ongoing SoS meeting conflict, which Discovery will resolve in order to remain represented.
 * Blocking: none (https://phabricator.wikimedia.org/tag/blocked-on-search/)
 * Ops is depending on us for multi datacenter work
 * Updates:
 * Preparing for Wikimania
 * Experimenting with *Easy* tag in Phabriactor for community involvement
 * Labs map service is down
 * Team roles are shuffling this week

Analytics

 * vital signs now has the new official pageview definition, updated daily: http://vital-signs.wmflabs.org
 * Event Logging on Kafka work continues, load tests without parallelization show that we can't go beyond 1000 events per second with our current setup
 * we continue to work on dashboards and fix broken dashboards, come to us if you need help with that (example: http://extdist-reportcard.wmflabs.org/ )
 * mobile dashboard has been down for a while, we are going to split up "reading" from "editing" graphs, the editing graphs will stay disabled for now
 * conversation about unique identifiers continues, ops, security, and execs all looped in

Language

 * Content Translation:
 * 8000 articles!
 * Deployed in all wikipedias except enwiki (enwiki on 07/07)
 * Yandex coming up soon!
 * No dependencies.

Security

 * Password policy stuff
 * Wikidata Quality review done, they're still fixing stuff
 * CentralAuth mobile domain login
 * T99941 can be closed (thanks ops!)

Services

 * Section editing API finished, to be deployed likely next week
 * Various bug fixes and improvements on RESTBase
 * Cassandra troubleshooting - REALLY need those new nodes up desperately

Parsing
to minimize html2wt scenarios that require &lt;nowiki&gt; protections. They are being documented at https://www.mediawiki.org/wiki/Parsoid/Normalizations
 * * CSS-based cite customization patch (in development since Oct '14) is now merged and scheduled to be deployed on Monday (July 6).
 * Arlo working on implementing addition HTML normalizations (behind the scrubWikitext API flag) for edited HTML it receives from clients
 * Posted an update on the wikitech-l and engineering lists last Thursday (June 25th) about Parsoid's roundtripping numbers.

Fundraising Tech

 * Andrew Green's Central Notice refactor continues: https://phabricator.wikimedia.org/T100686
 * "ending up as a very big change, and includes a huge amount of cruft cleanout and reorganization of code... Since it runs everywhere and impacts performance, we probably should get input from other teams"
 * Got some great feedback from Performance and Mobile, would welcome more from them or anyone else
 * Putting together the last backend pieces for fundraising in Brazil, starting work on additional payment methods
 * Working on importing payments from Square Cash
 * More refactoring of our CiviCRM modules

Release Engineering
* Trying to figure out the best way to package nodepool instance for CI without needing root on a prod server * Working on Gerrit/Zuul jobs that will run a subset of browser (end-to-end) tests for MW extensions * Continuing to upgrade browser-test suites to use mw-selenium 1.x   * Reviving a year-old patch to isolate a MediaWiki backend instance in Beta Cluster for security scanning ** https://phabricator.wikimedia.org/T72181 * No longer hiring for Automation Engineer because we lost our req :(
 * Blocking: (none)
 * Blocked by: (none)
 * Updates:

Technical operations

 * Blocking: none
 * Blocked: none
 * Updates
 * Cassandra woes continuing
 * Dynamic directors for varnish
 * Finished automation of introducing a new wmf service
 * Leap second

Collaboration

 * Finished "Day 8" of LQT->Flow conversions (250 additional pages)
 * Converted all of Wikipedia_talk namespace on Catalan Wikipedia to Flow (except for certain exceptions like subpages); all new pages in this namespace will also be Flow
 * Continued preparatory work on search
 * Continued work on OOjs UI