Wikimedia mobile engineering/2014 Q3 mobile web timeline


 * 6 Jan - 20 Jan 2014: close out q2 + Tablet reader
 * 20 Jan - 3 Feb 2014: VE performance
 * 3 Feb 2014 - 17 Feb 2014: links + switching between VE and Wikitext + tiny overlays [VE to beta on tablets - announcement]
 * 17 Feb - 3 March: on boarding: keep going to stable (light on design)
 * 3 March - 17 March: references + notifications + watchlist and nearby
 * 17 March - 31 March: special pages (article history, new pages, recent changes) + revert + talk (photos?)
 * 31 March - 14 April: Tablet on boarding + Tablets to mobile by default + VE in beta [ready for stable]

Tablet MVP

Reader:
 * UX
 * Languages

Editor:
 * VE (formatting, links, references)
 * Wikitext (switch to from VE)
 * Notifications
 * Talk
 * Photo upload
 * Uploads special page

Admin:
 * article history (including revert and comparison of diffs)
 * watchlist (including revert)
 * recent changes (including revert)
 * new pages (includes a delete pages workflow)
 * logs
 * user contribs/user profiles

preferences?