Roadmap/2012/March

Operations

 * Data Centers
 * Test effectiveness of Flash Drive [Asher] [DONE]
 * prep Stat1 to replace Bayes [Ben/DZahn/EZachte]
 * initial setup [DONE]
 * Deploy Peering capability@eqiad [Leslie] [DONE]


 * Swift
 * Add more SWIFT nodes for thumbnails [DONE]
 * Investigate stability issues with new thumbs servers - blocker for originals migration
 * Initial investigation done, DC improvements done, firmware upgrade ongoing
 * Prep for SWIFT to replace 'Originals' - Setup h/w and install SWIFT [Ben, RobH]
 * Setup SWIFT in Wikimedia Labs [Ben] [DONE]


 * Data Dumps
 * See Dumps/Development 2012 for 2012 plans.

Editing tools

 * Visual editor
 * contentEditable planning/architecture with Wikia team [DONE]


 * Parsoid

Participation and editor engagement

 * Article feedback
 * Initial research results and milestone report [DONE]
 * Additional features: hiding/oversight; dismiss in UI [DONE]
 * A/B testing of "Improve this Page" link placement [DONE]


 * Feedback Dashboard
 * Feature Evaluation [Dario + Giovanni have begun work]


 * Article Creation Workflow
 * Deployment on Labs for community feedback [DONE]
 * Invite community feedback and make changes [DONE]
 * Work with Steven/Maryana on user draft template [IN PROCESS]


 * Page Triage
 * Deploy first sprint to labs: List View and other basic features [DONE]
 * Concurrency notification: priority TBD


 * Echo
 * Initial conversations for possible Wikia/WMF collab [DONE]

Multimedia tools

 * TimedMediaHandler
 * Complete labs setup on http://commons.wikimedia.beta.wmflabs.org/ [DONE]

Feature support

 * Wikipedia Education Program
 * Complete testing in Wikimedia Labs and incorporate community feedback - http://education.wmflabs.org/ [Jeroen, QA via Chris]


 * Fundraising
 * Deal with fraud issues [DONE]
 * Get recurring payments up

Internationalization/Localization

 * Internationalization and localization tools
 * Design discussions on Universal language selection UI (for desktop and mobile) [i18n team + UI/UX contractors] [DONE]
 * twn migration to git/gerrit [Niklas] [DONE]
 * Added keymaps for language support to Narayam [i18n team] [DONE]
 * Added Lohit font updates from upstream to WebFonts [i18n team] [DONE]

Product

 * Photo Upload Basic and Advanced [Phil] [DONE]
 * Mobile App V1.2 backlog [Phil, Yuvi, Tomasz] [DONE]

Mobile design

 * Contact us [Heather] [DONE]
 * Footer [Heather] [DONE]
 * Reference reveal [Heather] [DONE]

Mobile Web

 * [Jon, Yuvi, Arthur, Max]
 * New look & feel
 * Full screen search (without preview) [Jon]
 * Beta [DONE]
 * Footer [Jon]
 * Beta [DONE]
 * Reference reveal
 * Beta [DONE]
 * New collapsible sections [Jon]
 * Beta [DONE]
 * De-WMF-ification of MobileFrontend [Arthur] 34145 34144 [DONE]
 * Deploy latest Mobile Fronted changes [Arthur] [DONE]

Wikimedia Apps

 * Merge PlayBook Wikipedia Pull Request App [Brion] [DONE]
 * Wikipedia Android app
 * Release V1.1beta3 to testers [Yuvi & Jon] [DONE]
 * Release V1.1RC1 [Yuvi] [DONE]
 * Release V1.1 to market [Yuvi] [DONE]
 * Wikipedia iOS app
 * Release V3.1beta2 to testers [Yuvi] [DONE]
 * Release V3.1RC1 [Yuvi] [DONE]
 * Release V3.1 to market [Yuvi] [DONE]
 * Wiktionary app

Wikipedia Zero

 * Push WP:Zero extension to production [Preilly+Ops] [DONE]

J2ME App

 * Begin vendor selection [Tomasz] [DONE]

MediaWiki Core

 * Git/Conversion [Chad/Antoine/Sumana]
 * Finish up specific Git management scripts / changes (staging on Fenari (bug 34138), i18n (bug 34137)) [DONE]
 * Make Gerrit behave like we want it to (hooks, permissions, gitweb redirects) [ongoing]
 * SVN import, post-release/deployment make read-only switch [DONE]


 * SwiftMedia
 * Continue deployment/bugfixing work on thumbnails [Aaron] [ongoing]

Analytics

 * Report card
 * Prototype first release -- Focus on new UI layer [partial]
 * Aiming on first release in April http://lists.wikimedia.org/pipermail/analytics/2012-March/000003.html


 * Log collection pipeline
 * IP range filtering, geocoding at country, city and region level [DONE]

TL;DR

 * Wikimedia blog maintenance
 * Rewrite the layout so it can be centered [Guillaume] [In progress]
 * Deploy recent Wikimedia-specific theme and plugin updates (RT# created) [Ops] [DONE]


 * GSoC developer relations management (ongoing)

QA

 * Improvements to beta (deployment prep) setup in Wikimedia Labs to support testing (ongoing)
 * Planning for community testing User talk:Cmcmahon (work going into April)