Scrum of scrums/2014-11-05

Facilitating: Dan Andreescu

Currently Blocked

 * Core Features on Platform,
 * Mobile Web on Release/QA,
 * Mobile Apps on Wikidata,

Partners + W0

 * #152 mdot/zerodot webroot Accept-Language redirects for zero-rated access: under code review

QA

 * Wrapping up Flow test refactoring project
 * Starting VisualEditor refactoring project
 * Starting to use Ruby linter in Jenkins
 * More Vagrant changes/support coming

Ops

 * Yuvi officially joins ops this week
 * Bugzilla migration to Phabricator date set for Nov 21.
 * #150 Need to make the action logging in Swift longer - DONE (removed from wall)
 * #127 elasticsearch hardware acquisition - DONE (removed from wall)
 * #153 disks for logstash, in progress, Gage is working on this
 * #144 Restbase deployment discussions, in progress / on hold. Springle is reviewing.
 * #147 Need a more reliable Beta Labs for QA - Has been pushed to QA mailing list for discussion. Card moved to Release column.

Analytics

 * standardizing event logging schema talk pages to include purge information
 * labs db problems put our data warehouse effort on the critical path

Fundraising Tech

 * Unforked DonationInterface is up in production CRM, fixing bugs
 * CentralNotice cache footprint reduction
 * Payment form tweaks
 * New widgets for internal dashboard
 * Starting to integrate Google Wallet / Instant Buy
 * CRM features:
 * suppressing old email addresses on edit
 * customizing fundraising reports
 * adding new custom fields

Services

 * Close to hiring another engineer
 * RESTBase
 * General clean-up in restbase-cassandra
 * Basic secondary indexing now working
 * Deploy repo initialized at https://gerrit.wikimedia.org/r/#/c/171162/
 * Aiming to wrap up https://gerrit.wikimedia.org/r/#/c/167213/ this week
 * Hardik working on declarative config for new API end points

Mobile Web

 * Nik Everett is going to start working on a WIkiData query/search service for WikiGrok
 * Still waiting on card #147 (new Beta Labs)
 * Follow up with Greg Grossmeier about this please, we will not be getting a 2nd beta labs in the near future.
 * Templates in core

Editing

 * Sucheta in SF this week
 * Roan working from NYC next week
 * Table editing deployed to test wikis today
 * Roan working on V8 optimization based on Ori's feedback, also on instrumentation

Parsoid

 * Parsoid cluster being updated to trusty and node 0.10 (thanks Alex) (prompted by a failed deploy for a timeout patch that requires node 0.10 but production Parsoid was running node 0.8)
 * Pushed patches to gerrit that should let Flow remove their dependencies on data-parsoid and will let us remove it from the HTML
 * I (Subbu) will be in India Nov 9 - Dec 12 (2 weeks vacation, 3 weeks working). Marc (marcoil) will be representing Parsoid at SoS next 3 Wednesdays.

Multimedia

 * UploadWizard refactoring...watch for breakage
 * Thumbnail chaining on beta now, going to non-Commons wikis sometime in the next week, going to Commons in like two weeks
 * AaronSchulz needs to re-review the SHA-1 storage (platform!!!)

Task Wall
Mingle

Docs
http://etherpad.wikimedia.org/p/Scrum-of-Scrums