Scrum of scrums/2020-04-08

= 2020-04-08 =

Callouts

 * Release Engineering
 * [All] Review guidance at Deployments/Covid-19 and Code Deployment Office Hour at 17:00UTC in #wikimedia-office

iOS native app

 * Updates:
 * 6.6 release out on public beta (mobile-html integration) - project/view/4273
 * bug fixing and working towards code freeze on that

Android native app

 * Updates:
 * Ready for rollout of mobile-html integration to production, pending client-side caching updates

Web

 * Blocking:
 * Release Engineering - Web team portals gulp4 migration T247996
 * Updates:
 * Summary: Vue.js iterations tasking, feature manager, collapsible sidebar, and continuing desktop improvements project (DIP).
 * Desktop Improvements Project (Vector / DIP):
 * Build collapsible sidebar and sidebar button
 * Build new logo for Desktop Improvements Header
 * Provide basic FeatureManagement in Vector codebase
 * [Dev] DRY up the menu templating code
 * Document Skin API and their stability, if any (including Vector)
 * Add bandwidth tests to Vector for JavaScript and CSS for Vue.js search
 * Build and deploy the new Vue.js search experience
 * Mobile website (MinervaNeue / MobileFrontend):
 * Regression: MobileFrontend overrides non-existent user page handling in desktop view
 * [Technical debt payoff] Remove InlineDiffFormatter and InlineDifferenceEngine from MobileFrontend
 * Graphs are broken by MobileFrontend's lazy loading image transformer
 * Hard deprecate Revision::newFromId
 * Replace all possible, non-product specific icons in MobileFrontend/MinervaNeue with WikimediaUI/OOUI ones
 * [Technical debt pay off] Remove MFMobileMainPageCss from MobileFrontend
 * Dev: Popups modules should set targets to mobile and desktop
 * Consolidate MinervaNeue and Flow on one WikimediaUI icon for ToC
 * Miscellaneous
 * Standardise template data across MediaWiki skins
 * WebInstallerOutput should not use Vector styles

Product Infrastructure

 * Updates:
 * Wikimedia Push Notification Service RFC open for comment: T249065

Structured Data

 * Updates:
 * various minor changes on MachineVision
 * minor changes/fixes to WikibaseMediaInfo
 * new hidden MediaSearch prototype should be deployed this week

Parsing

 * Updates:
 * We are almost done with the first pass drafting Parsoid's extension API ( Parsoid/Extension_API ). All the extensions that live in the Parsoid codebase now exclusively use this API and are disentangled from rest of Parsoid's internals. This work informs the draft Parsoid Extension API. Subbu presented at Enterprise MediaWiki Conference last week to get early feedback ( EMWCon_Spring_2020/Program has slides & video links). In a couple weeks, after some refinement and tweaking, will broadcast this more broadly. The goal is to get a more complete working version of this Parsoid Extension API in the next couple months and have extensions deployed on the Wikimedia cluster to be compatible with Parsoid.

Fundraising Tech

 * Blocked by:
 * Asking Release Engineering for some repository juggling: T249547
 * Updates:
 * Point upgrade to CiviCRM: T248432
 * Getting ready to test buster upgrade to CiviCRM box (see repo request)
 * Improving address UI for sending emails in CiviCRM
 * Looking for workable ways to hide banners cross-wiki without third party cookie support: T244699
 * Integrating with a matching gift policies database to send donors instructions to get their gifts matched: T247878
 * Migrating recurring donations from main processor's old API to their new API: T169357

Core Platform

 * Blocking:
 * Search Platform: MW Job consumers sometimes pause for several minutes T224425

Release Engineering

 * Blocked by:
 * Web team portals gulp4 migration T247996
 * Blocking:
 * FR-tech team would like one repo reset and another created: T249547
 * Updates:
 * [All] Deployments/Covid-19 Deployments/Covid-19
 * Train Health
 * Last week: 1.35.0-wmf.26 - T247773
 * This week: 1.35.0-wmf.27 - T247774
 * Next week: 1.35.0-wmf.28 - T247775

Search Platform

 * Blocked by:
 * Core: MW Job consumers sometimes pause for several minutes T224425

Site Reliability Engineering

 * Updates:
 * 2 new members in ServiceOps. Welcoming Wolfang and Janis.
 * TLS 1.3 enabling in upload.wikimedia.org (commons) proceeding.
 * Annual planning set to resume possibly, send your budget asks to us if you need capacity/new hardware etc.