WMF Projects/OWA

This is a WMF project page for the rollout of better analytics tools at WMF.

Feature justification
We need better analytics capabilities for purposes of usability testing, fundraising, A/B testing, etc

User requirements
Drafted Reqs

Specification
OWA Reqs

Software design document

 * Updates to the Legacy System
 * Different ways to deploy OWA

Schedule
See OWA deployment on wikitech


 * WMF Required Features
 * Campaign Tracking ~ 1.5 weeks
 * Goals (small) ~ 3 weeks with funnel
 * Funnel (medium) ~ x
 * E-commerce (medium) ~ 2 weeks
 * WMF Integration
 * How to deploy within our ops infrastructure ~ 2-3 weeks + hardware order
 * General code cleanup
 * Security - 2- 3 weeks

Total time ~ 2 -3 months

Task management
See OWA deployment on wikitech