Wikimedia Discovery/Meetings/Checkin/2016-11-22

= Topics from the past =
 * Reminder about upcoming deployment interruptions
 * Nov 21-25: No train (also no deploys that Wed-Fri)
 * Dec 19-30: No deploys
 * Jan 9: No train (dev summit/all-hands)
 * Product head meetings Nov 16-17...any news from that?
 * Nothing that directly affects Discovery work
 * Discussions about how Product can/should interact with Partnerships
 * Interactive Team’s roadmap published: https://www.mediawiki.org/wiki/Wikimedia_Discovery#Maps

= Announcements, Information, Questions =
 * [wikitech-l] Selenium testing docs have been updated: https://www.mediawiki.org/wiki/Selenium
 * [discovery] Discovery narrative and mission living document posted: https://lists.wikimedia.org/pipermail/discovery/2016-November/001373.html
 * Need volunteers for Privacy by Design process test run
 * Dan will contact them (along with Deb)
 * Interactive team: Assess the progress from October 1, agree on adjustments
 * Erika will arrange/facilitate
 * Maps adoption on ruwiki: They are interested but busy with other things.
 * Have gotten positive feedback (and no negative feedback) since the launch

= Scrum of Scrums = Are we blocked? Are we blocking? ( https://phabricator.wikimedia.org/tag/blocked-on-search/ ) Other dependencies (in either direction) which don’t need to be called out as “blocked” (e.g. are progressing smoothly, have no urgency, etc.)
 * None
 * None
 * None

Discovery News

 * See https://www.mediawiki.org/wiki/Discovery/Status_updates

= Quick Quarterly Goals/KPI Update (if needed) = (Status below last updated 2016-11-22. Completed/dropped goals are not shown.)

FY 2016-17 Q2 Key Results
https://www.mediawiki.org/wiki/Wikimedia_Engineering/2016-17_Q2_Goals#Discovery
 * Search
 * Enable the backend for cross-project searches on all Wikimedia projects
 * Back end: Load test (the real potential blocker) is being tried at 75%
 * Front end: Reached out to communities for A/B tests; got one, want more. Meetings w/Nirzar about design are progressing
 * Will probably deploy A/B tests on Persian, Polish, Italian and Catalan wikipedias
 * Will set-up labs instance for English wikipedia and projects
 * Enrich the data stored in ElasticSearch to allow targeted improvements to result relevance (Migrate away from "all" field in Elasticsearch)
 * Done for top 10 projects. Depending on analysis, might reindex wikis, or might have to fix space issue for some languages
 * Quarterly Review: https://docs.google.com/presentation/d/1uem20E4P_e94yTfWpX8wQkbV8cDuNkja913TDonYATs/edit
 * Discovery Roadmap FY2016/17: https://docs.google.com/presentation/d/1ctlqdLA__0OxDuO7mJEIDLP-xt9a7E4jv4INMlZAHdQ
 * Interactive: Maps/Graphs/...
 * Increase maps and graphs usage on Wikipedia
 * Updating commons template increased usage a lot (from thousands to millions)
 * Slow uptake on ruwiki (fewer articles than hoped) seems to be because they are just busy
 * Enable shareable Geoshapes and Tabular data storage on Commons
 * Now enabled on beta labs (commons and other wikis)
 * Hope to deploy widely next week
 * Some progress on geojson; need to add support for maps and graphs

= FYI =
 * Nov 24-25 Holiday (Thanksgiving)
 * Dec 7: Next Showcase (“CREDIT”)
 * Signup: https://etherpad.wikimedia.org/p/CREDIT
 * Dec 26-30: Holiday
 * Jan 5: Next All-Discovery retro
 * Jan 9-11: Dev Summit (SF)
 * Jan 12-13: All-hands (SF)
 * Some of us not going to the Dev Summit will be coming in a day early
 * Discovery dinner? :) +1+1 +1000