Meeting Notes/2016-02-03 iOS Phlogiston

Next Steps from Last meeting
 * 1) Mark all quarterly goals (highest "parent" Phab ticket) as Milestone
 * 2) Josh marked https://phabricator.wikimedia.org/T94037 during the meeting.
 * 3) May do more later in the quarter; this is the guinea pig.
 * 4) All tasks must remain in at least one of Wikipedia-iOS-App-Product-Backlog or Wikipedia-iOS-...-Development.
 * 5) All child tasks of Milestones must be assigned as descendents (via "Blocks")
 * 6) Make sure source and recategorization are current (finished during meeting)

Review new Phlogiston burnups
How are we counting resolved?

Used to not mark them Resolved until Apple accepted the build.

Max: Were using "TSG" contractor QA approval? Josh: No, current definition is Product Owner has seen feature after QA and design have reviewed and approved.

Can we do a histogram of resolved story points by priority?

http://phlogiston.wmflabs.org/ios_points_histogram.png

Next Steps

 * 1) Max and Josh to tag some more Milestones to show up in Phlogiston.