Scrum of scrums/2014-12-24

Facilitating: Grace Gellerman

Parsoid

 * Nothing in the way of blockers or heads-up to other teams
 * Ongoing bug fixes and improvements to the HTML -> wt code
 * Ongoing work to get /v2/ API in place for use by RESTbase
 * Finished up with what turned out to be a 2-week effort on improving nowiki insertion around quotes when HTML is serialized to wikitext -- surprisingly tricky to get right.
 * Other nowiki insertion code for other wikitext constructs improved a bit
 * Deployment scheduled for Jan 5th

Fundraising Tech (not present)

 * Beginning work on new payment processors for China and Latin America
 * Discussing options to determine how a series of banners convinces people to donate
 * Form tweaks
 * Internal dashboard widgets

Services

 * RESTBase:
 * Movement on https://phabricator.wikimedia.org/T76986 (dependency on ops) today - hope to have HW ready by early January
 * hooked up test coverage metrics: 76% good as a start
 * cleaning up extension points & internal paths
 * Helping with query service testing
 * Need to set up external entry point:
 * domain discussion (api.wikimedia.org vs. content.wikimedia.org)
 * nginx and maybe varnish; to be shared with other services

Multimedia

 * Everyone is gone
 * Sentry is on beta, tgr is twerking tweaking it
 * UW errors exist, working on them
 * Missing files on Commons happened again, will check the logs soon

MediaWiki-Core

 * Present :)

Mobile web

 * xmas slowness
 * no blockers
 * working on exploratory things