Wikimedia Engineering/2014-15 Goals/Q3

Early notes for consideration in December.

We distinguish between:


 * Above waterline - top 5 priorities
 * Below waterline - high priority projects/needs, close competitors for top spots
 * Below lava line - not a contender for a top priority

Right now we're not in the sorting stage yet, but we can collect some candidates already identified in the Q2 planning. As we get closer to Q3, we'll collect input from various team leads, the architecture team, and other stakeholders.

= Strong Candidate =
 * Editing performance cont'd from Q2, as anticipated, unless the project is just not working.
 * Why: We're only kicking this off in November, so need some time to dig in.


 * Improved test/QA/CI infrastructure. Make deployments less painful and improve our QA.
 * Caveat: Pick one or two, but not three.
 * Why: Must-have to improve product quality.
 * A/B and multivariate testing infrastructure. Create better foundations for testing, comparing and validating user experience changes.
 * Why: Must-have to increase product development velocity (though should be driven by concrete product needs for Q3).
 * Fundraising tech refactor. Make fr-tech less of an island internally and ensure the team can add and rotate team members.
 * Why: Fr-tech needs to staff up to support new integrations (e.g. mobile), and to support that, and create more team sustainability, this has long been identified as a must-have.

Mobile web/apps

 * Why: Biggest organic growth & green field opportunity.


 * Apps longer term


 * If successfully able to demonstrate more reader engagement via at least one feature in Q2
 * expand on Q2 MVP
 * notifications to draw users in to the app
 * pilot one more reader-facing engagement-oriented feature


 * Mobile web longer term
 * If one or more versions of WikiGrok shows promise
 * create aggregation framework for WikiGrok responses
 * release WikiGrok to readers in stable
 * (if Wikidata query service is operational) expand on question set

= Candidate =
 * Phabricator for code review, phase out Gerrit.
 * Why maybe not: This may be premature as we'll still be in the early days of using Phabricator as a PM tool, and may not yet fully understand the requirements. It may also contend for resources with critical test infrastructure work.
 * Front-end standardization / UX standardization cont'd as a top priority.
 * Why maybe not: We're now establishing a lot of technical foundations and working parameters for the team; we may not need to continue it as a top priority to keep the momentum going.
 * Library infrastructure work cont'd.
 * Why: So it doesn't immediately fall by the wayside after making some initial efforts.

General thoughts

 * Are some of these still too specific, too project-focused? E.g. could fr-tech refactor and library infrastructure work be collapsed into cross-organizational efforts to reduce technical debt, to break up monolithic code, to increase test coverage, etc.?--Erik Moeller (WMF) (talk) 08:02, 17 October 2014 (UTC)
 * To me fr-tech is one of the few projects that absolutely needs to happen and always get shuffled to the background. Let's give them the resources they need to succeed given the critical need of those systems supporting everything else that we do Tfinc (talk) 18:45, 17 October 2014 (UTC)