2013 Wikimedia fundraiser/status

Last update on: 2013-08-monthly

2013-02-monthly
The majority of February was spent paying down the more glaring examples of technical debt we acquired during the 2012 English fundraiser, before jumping straight into a whole new round of International fundraising that kicked off on February 27th at approximately 15:00 UTC (7am PST). Due to unforeseen problems with one of our payment gateways, we were forced to scrap our plans for a continuous international fundraising effort spanning March through June, and will instead attempt to raise as much of the remaining budget in March as we are able. All other plans have been precluded by the March fundraising efforts.

2013-03-monthly
In March, we wrapped up our 2012/13 non-English international fundraising efforts, making approximately 5 million USD over the course of the month. Originally, we had planned to run the non-English international fundraiser continuously until June, but were forced to accelerate our plans due to some potential instability at the beginning of April with one of our crucial payment gateways. At the very end of March, we started publishing aggregate public fundraising data to samarium.wikimedia.org.

2013-04-monthly
The fundraising team deployed a public reporting site, made of aggregate live and historical fundraising data, which were notably used by the webcomic xkcd to dynamically change the outcome in the last panel of their 2013 April 1st comic, 'Externalities'. We also upgraded the payments- and fundraising- wikis to MediaWiki 1.22, upgraded CiviCRM to 4.2.8 and Drupal to 7, and migrated the banner impression log pipeline to the Eqiad data center.

2013-05-monthly
The Operations team moved db1025 into the firewalled fundraising cluster (frack), rebuilt it on Precise with MariaDB. RAID monitoring tools were updated to support RAID controllers used in frack. We've mostly finished building/puppetizing the new payments listener (thulium) as well as a new CiviCRM host (barium), both of which are in frack.

2013-06-monthly
The initial work on the Adyen payments gateway was finally completed and deployed to production, though we have not yet used the gateway in a campaign. Plans for a mobile fundraising campaign and workflow continued to move forward: We expect to do the first mobile-targeted campaign in mid to late July. Some last-minute tweaking was done to the payments cluster in preparation for the resumption of continuous fundraising on July 1, coinciding with the start of the fiscal year.

Payments listener (thulium) deploy was completed, db1013 was moved into the firewalled fundraising cluster and rebuilt as a fundraising QA server, and work continued on the new CiviCRM server (barium). Fundraising backups were overhauled.

2013-07-monthly
In July, the fundraising team did its first successful tests of our new payments gateway: Adyen. The (as yet) US-only Credit Card backup gateway performed similarly to our primary credit card processor in A/B testing, and can be successfully used as a failover.

We also ran, for the first time, several short campaign tests targeted at mobile devices in the US. In these tests, users were able to choose between Paypal or Amazon Payments. Additional tests to determine peak times, appropriate localities, and optimum messaging for mobile campaigns will continue throughout August, as the campaigns are prepared. 

2013-08-monthly
ʍith ɣod all thinɡs are possible. ɑnd the one who ɡives me the strenɡth is jesus