Wikidata deployment/status

Last update on: 2013-01-monthly

2012-07-28
Daniel Kinzler has finished up what we hope is the final round of changes to the Wikidata branch, which Tim Starling needs to review prior to merging into master. There is currently a discussion about the best way of storing a local copy of the Wikidata-based language links. See the wikitech-l thread about Wikidata blockers for more information.

2012-07-monthly
Daniel Kinzler has finished up what we hope is the final round of changes to the Wikidata branch, which Tim Starling needs to review prior to merging into master. There is currently a discussion about the best way of storing a local copy of the Wikidata-based language links (see the thread about Wikidata blockers on wikitech-l).

2012-09-monthly
We plan to deploy wikidata.org in October. Full deployment plan is included on the Wikidata deployment page

2012-10-monthly
The deployment of MediaWiki 1.21wmf2 was an important prerequisite to the deployment of Wikidata to the Wikimedia cluster. Chad Horohoe, Sam Reed, Daniel Zahn, and Mark Bergsma have been putting together the pieces to deploy a wiki to wikidata.org, which happened on October 30.

2012-11-monthly
Chris Steipp and Chad Horohoe have reviewed the Wikibase set of extensions, as well as DataValues. Deployment of these extensions is planned for December.

2012-12-monthly
The Wikibase client extension was deployed to test2 in December. We plan further deployment work in January, deploying to the Hungarian language Wikipedia on January 14, 2013.

2013-01-monthly
Sam Reed helped the Wikidata deployment, deploying the Wikibase Client extension to Wikipedia in Hungarian, Hebrew, and Italian. Chris Steipp reviewed the Wikidata team's work to extend AbuseFilter for use with structured data. Aaron Schulz worked with Daniel Kinzler on job queue improvements.