Roadmap/2012/August

Technical Operations

 * Provision Memcached servers @ EQIAD [RobH} - [done]
 * Swift
 * Move to new 404 handler (Aaron/Ben) [DONE]
 * Cutover Originals (multi-media) on Swift - Tampa [Aaron/Ben/Faidon/Ariel]
 * Write new originals to Swift [DONE]
 * Reads from Swift with NFS as backup [ongoing, deployed to test*, mw.org] [DONE]
 * upgrade Tampa Swift cluster to 1.5 from 1.43 [Faidon/Ariel]  - [DONE]
 * build up Eqiad Swift - [DONE]
 * Fundraising infrastructure buildup@ EQIAD [Jeff G]
 * provision and deploy Boron (build host) - [Done]
 * provision and deploy Indium (logging host) - [Done]
 * build pxeboot, preseed, and puppet config - [Done]
 * provision payment hosts - [Done]
 * provision pay-lvs hosts - [Done]
 * deploy nagios-nsca monitoring for new hosts - [Done]
 * Limited Apache-on-Precise deployment @ Tampa [Asher/Peter/Mark] - [Done]
 * NetApp /home deployment [Mark] - [Done]
 * Labs OpenStack release upgrade [Ryan/Faidon] - [Done]
 * Install new passive optics system between the 2 datacenters in Tampa
 * CWDM Optics to increase bandwith capacity [DONE]
 * Varnish
 * deploy Varnish with persistent store [Mark] [testing on mobile] - [done]

Mobile / Offline

 * Transition to the team to using Mingle [DONE]
 * Release beta1 WLM App [DONE]
 * Release beta2 WLM App [DONE]
 * Release beta3 WLM App [DONE]
 * Release V1.1Final WLM App to market [DONE]
 * Message out to community [DONE]
 * Create marketing materials [DONE]
 * Deploy WMF WLM API server [DONE]
 * Turn on GeoData for test wiki [DONE]
 * Continue Zero testing with new mobile partner [DONE]
 * Continue SMS/USSD testing with new mobile partner [DONE]

Visual Editor

 * VisualEditor
 * API (implementation of 3 features) [IN PROCESS]
 * Feature implementation and bugfixing on VE according to 3 month plan [IN PROCESS]
 * Parsoid
 * Parsoid fixes for release (December date) [ONGOING]
 * Assessment of C/C++ implementation of Parsoid [IN PROCESS]

(other) Editor Engagement

 * New Pages Feed (fka Page Triage)
 * Public soft launch of curation toolbar feature (link on Special:NewPages, curation toolbar by default): [DONE]
 * Other potential changes to be prioritized (e.g., message to article author, visual changes to New Pages Feed, etc.) [DONE]
 * Keyboard shortcuts: spec [IN PROCESS]
 * Increase visibility of Special:NewPagesFeed (e.g., notice on Special:NewPages) [DONE]
 * Additional socialization [ONGOING]


 * Article feedback
 * Add feedback pages to watchlist [DONE]
 * assessment of scalability issues surrounding AFTv5 [DONE]
 * performance/db related changes to AFTv5 queries before scaling [IN PROCESS]
 * bugfixing and small feature enhancements [DONE]
 * Other issues for enwp release (mobile, etc.)
 * Link with page protection [IN PROCESS]


 * Echo_(Notifications) & Flow
 * Deployment of prototype for Mediawiki.org [Werdna/Vibha] [DONE]
 * UI and bugfixing of Echo [ONGOING]
 * see Performance engineering and Database Sharding for prep work on Echo & Flow


 * E3
 * Clicktracking/Analytics
 * E3 analytics, Clicktracking re-design [IN PROGRESS]
 * Post-edit Feedback
 * PEF 1 experiment [DONE]
 * PEF 2 experiment [IN PROGRESS]
 * Community Portal on en.wp
 * Enabling clicktracking on Community Portal page on en.wp [DONE]
 * UX improvements for Community Portal page on en.wp [DONE]
 * Account Creation User Experience
 * UI/UX mockups [IN PROGRESS]
 * Development [IN PROGRESS]
 * Clicktracking enablement - first iteration [DONE]

Multimedia

 * UploadWizard
 * One sprint devoted to UploadWizard bugs for WLM [Kaldari/Holmquist] [DONE]

Support

 * ResourceLoader 2 -- mostly the Gadgets-extension work which is (as of June 2012) in a branch.
 * Set up a first working setup in WMF labs [Roan, Timo] [IN PROCESS]
 * Testing existing gadgets on WMF labs for breakage [Timo] [IN PROCESS]
 * Discussion of global scripts hosting [IN PROCESS]


 * Fundraising Engineering
 * Auditing and Reconciliation (expect to complete mid-late August) [DONE]
 * Adding Amazon payment processor [DONE]
 * Adding Adyen payment processor [IN PROGRESS]

i18n & R/D

 * Internationalization/Localization
 * Universal Language Selector
 * Version 1 development [IN PROGRESS]
 * User Experience / UI testing [ONGOING]
 * Technical documentation [TBD]
 * Project Lassi: Translate UX Improvements
 * User Experience / UI testing [IN PROGRESS]
 * Prototype development [IN PROGRESS]
 * Translate API
 * API definition [On Hold]
 * TTMServer
 * Labs setup of SOLR review [DONE]
 * Testing of SOLR / TTMServer [DONE]
 * Deployment to 7 wikis [IN PROGRESS]
 * Web Fonts
 * Adding languages [ONGOING]
 * Narayam
 * Adding input methods for other languages [ONGOING]
 * Project Milkshake
 * Design specification, API specification, development [IN PROGRESS]
 * Technical documentation [TBD]
 * Language search
 * Initial analysis [DONE]
 * Prototype initial concept [IN PROGRESS]
 * Integration into ULS [IN PROGRESS]

MediaWiki Core

 * Lua scripting
 * Deploy to test2 [DONE]
 * Deploy to mediawiki.org [DONE]
 * MediaWiki 1.20/Roadmap
 * Bi-weekly deployment cycle continues
 * 1.20wmf9 [DONE]
 * 1.20wmf10 [DONE]
 * Continuous integration
 * On hold in August
 * Git/Conversion [Chad/Antoine]
 * Finalize decision on Gerrit vs other tools [Brion, David, Chad] [DONE]
 * Improvements to project listing screen upstream [DONE]
 * Research current Lucene status upstream & begin pressing on that [Chad]
 * Create build environment so we can deploy custom builds [IN PROGRESS]
 * Overhaul puppet config for gerrit and get labs functioning [IN PROGRESS]
 * SwiftMedia
 * See "Swift" section in Ops
 * OAuth
 * Finalize specifications, identify/recruit developers [ChrisS] [on hold]
 * Admin tools development
 * CentralAuth and AbuseFilter bugfixing [Chris Steipp] [ongoing]
 * Global AbuseFilter rules [Chris Steipp] [ongoing]
 * Global AbuseFilter variables/throttling [Chris Steipp]
 * CentralAuth mass account blocking [Chris Steipp] (possibly September)
 * Site performance
 * Assessment of PHP 5.4 and suhosin removal [DONE] [Tim/Faidon/Asher]
 * Ready to move to PHP 5.4 when Ops is ready
 * Incremental architectural improvements
 * Category collation
 * Pt wiki fix ready for deployment by Tim - window scheduled for Tuesday, August 21 [DONE]
 * Database sharding
 * Initial prototype work (Aaron/Asher/Matthias) [IN PROGESS]
 * Awaiting review by Tim
 * Wikidata deployment
 * Code review of extensions [Sam, Tim] [ongoing]

QA

 * Start helping test NewPagesFeed/Page Curation Toolbar [Chris] [DONE,ONGOING]
 * Enable and configure useful extensions on beta labs (AFTv5, NewPagesFeed, Curation Toolbar, etc.) for testing [Antoine/Chris][IN PROGRESS] (final step, deploying to beta via Jenkins/git was waiting on gluster upgrade)
 * possible Sept test event for PageTriage/NewPagesFeed/Curation Toolbar [Chris][IN PROGRESS] (final decision by Aug 17)
 * miscellaneous projects as required: EtherEdit testing, TMH testing, documentation, small projects [ONGOING]
 * Hiring for QA Engineer, Bug Wrangler and Volunteer Eng Coordinator

Analytics

 * Cache Server Log Aggregation Plan [Dave, Otto] [IN PROGRESS]
 * Complete testing Kafka
 * Complete architectural suggestions document
 * Present to Ops, get signoff, throw party
 * Hire new engineer [DONE]
 * Prototype of Data Warehouse [Dave, Otto] [pending]
 * Test CDH4 on Cassandra 1.x
 * Test DSE

Engineering Community Team

 * Bug Wrangling [Bug Wrangler + volunteers]
 * Activate Tech Ambassadors Network [Guillaume]
 * Google Summer of Code wrapup [Sumana]
 * Planning events [Sumana]
 * Hiring