Wikimedia Release Engineering Team/Deployment pipeline/2020-05-13

= 2020-05-13 =

Last Time

 * 
 * Archive

TODOs from last time

 * ✅ TODO Let's have this meeting every 2 weeks
 * ✅ TODO Clean up task tree
 * Everything now a subtask of https://phabricator.wikimedia.org/T198901
 * ❌ TODO MediaWiki/Core
 * Let's refresh our thinking here
 * Limit to release branches?
 * https://gerrit.wikimedia.org/r/plugins/gitiles/wikimedia/production/
 * TODO make mw/core task
 * Gather previous blocking tasks
 * TODO alex to reach out to mate
 * TODO thcipriani to reach out to ORES folks
 * TODO thcipriani find status of kask integration tests

General
Found while redoing task tree: https://phabricator.wikimedia.org/T220405 ?

RelEng

 * Blubber learned how to use "npm ci" via the  flag
 * https://docs.npmjs.com/cli/ci.html
 * Blubberoid deployed (needs to be documented: https://phabricator.wikimedia.org/T252669 )

Serviceops

 * Get budget asks to sre folks

CPT

 * Hugh and petr progressively rolling out cpjobqueue
 * blocked on varnish role w/workaround now
 * Paused rollout next week and picking it up a week after
 * Unblocks using kafka for jobqueue events

= As Always =
 * Release Pipeline Workboard
 * Meeting notes