Roadmap/2011/November

Platform / Dev-Ops

 * MediaWiki 1.18 tarball
 * Beta release [Sam] [DONE]
 * RC release [Sam] - mid November [DONE]
 * 1.18.0 release [Sam] - by end of month [DONE]


 * VipsScaler
 * Initial deployment in November [DONE]


 * Engineering project documentation
 * Integrate project index, project pages, roadmap, team hubs [Guillaume] [DONE]]
 * Publish November report [Guillaume] [Almost done]


 * Log collection (udp2log) improvement [Tim]
 * Deployment to emery in November [DONE]


 * Wikimedia blog maintenance
 * Implement Wikimedia blog skin & features tweaks [Guillaume] [Partial]


 * MediaWiki architecture document
 * Submit second revision of the document to the editors [Sumana, Guillaume] [DONE]

Ops

 * replace ES servers (external storage boxes) [BenH] [DONE]
 * replace MS {1-3} boxes [BenH] [DONE]
 * RT1612 - Emergency security patches [DanielZ] - WIP [only miscellaneous servers left - need to schedule with application owners for reboot]
 * Infrastructure/Network Penetration Audit [DONE]
 * bits deployment in eqiad with varnish3 [Asher/Mark] - staged at EQIAD now, ready for deployment. Waiting for the fix to Nagios. [DONE]
 * knams router move [Mark/Leslie] - [DONE]
 * Swift integration for media storage [Ben/Aaron] (see above)
 * Puppetization of front-end [DONE]
 * Deploy Gluster file system in Dev/Test/Labs environment (proof of concept) [DONE]
 * start work on deployment setup of application servers in eqiad [Leslie] [Done]
 * MediaWiki release download changes (ops support) [Ariel] [Done]

Analytics

 * Hiring - in progress
 * Monthly Report Card - [DONE]

Mobile / Offline

 * First UI review of MobileFrontend extension [Brandon] [DONE]
 * Mobile/Offline/i18n - Hackathon [DONE]
 * Starting as many fixes and features as possible, including participatory features
 * MobileFrontend feature iteration[DONE]
 * Push IW links to production [DONE]
 * Push Search suggestions to production [DONE]
 * Push full screen search to beta [On Nomad] [in progress]
 * Build out better testing setup for mobile [Reaching out to vendors]
 * Begin work on login [in progress]
 * Define requirements of photo uploads [DRAFTING]
 * Get SSL Certs for mobile [Pending OPS+Vendor]
 * Publish documentation of Mobile research [Parul, Guillaume]
 * Release of Android app to market [Nitobi] [Mid NOV]
 * Bug fixes to iOS app due to memory leaks [DONE]
 * Product reqs for V1.1 of Android app [Tomasz, Phil, + others]
 * Tracking bug https://bugzilla.wikimedia.org/show_bug.cgi?id=31805
 * Kiwix beta release [DONE]
 * Get collections hardware [DONE] http://rt.wikimedia.org/Ticket/Display.html?id=1593] [Tomasz + Ops]
 * Hardware buildout [in discussion]

Fundraising

 * GlobalCollect integration [DONE]
 * Security Audit [DONE]

Features

 * Article Creation Flow - first sprint: Interstitial [postponed]
 * New Page Patrol: Continue research, continue developing design (wireframes, workflow) [pending research publication]
 * Feedback Dashboard:
 * Basic interactive version (replying for experienced editors) [Release 11.30.11]
 * Small (mostly UI) changes to Feedback Dashboard interface [DONE]
 * Bug fixes [DONE]
 * Moodbar
 * Increase visibility (bubble on first activation) [postponed]
 * AFT
 * Weekly push of Feedback Forms to Prototype [in progress]
 * Continued design of Feedback Pages [in progress]
 * Small WikiLove fixes (no more than a week) [postponed]
 * Upload Wizard multi-file selection feature and other bug fixes [DONE]
 * TimedMediaHandler code review in progress (round 1 and 2 are completed; awaiting fixes and clarification based on review comments so far) [DONE]
 * Visual Editor: Parser integration continues; Completing editing functionality this month for alpha push in early December. [DONE]
 * I18n/L10n features: Development sprint in progress. Adding language support to Narayam, WebFonts, Translate.
 * Narayam: Deploy to meta; bug fixes and language support for tamil, bamini, amharic, bengali, assamese; time format updates for hsb and dsb, extented input method selector for Narayam; CSS fix for headers [DONE]
 * Translate: Deploy to meta [DONE]
 * WebFonts: Language support addition (in progress)