Roadmap/2011/December

Platform / Dev-Ops

 * Continuous integration improvements
 * TestSwarm integration [Antoine, Timo, Chad] [DONE]
 * Initial setup at: http://integration.mediawiki.org/testswarm/


 * Git conversion
 * prelim test conversions early in month [Chad/Brion] [DONE]
 * Git workflow architecture review [Chad/Brion] [DONE]
 * Agree on implementation strategies regarding remaining development process questions, e.g. how to handle multi-repo commits [DONE]


 * Code review management
 * Under 500 revs to code review on trunk [MISSED TARGET]
 * start planning feature freeze/slush for 1.19 [brion] [DONE]


 * Real-time visualization of all MediaWiki profiler data [Asher]
 * include visualization timepoints of all code deploys [DONE]
 * announce and communicate about new visualization tools - see UDP based profiling [PARTIALLY DONE]

Swift/Tasks
 * Swift (Swift)
 * Initial performance tests and stress tests [DONE]
 * Purchase additional thumbs storage hardware [Ben/Rob] [DONE FOR FRONTEND SERVERS]
 * Merge FileBackend refactoring work to trunk [Aaron] [DONE]
 * Initial review of FileBackend code [DONE]

Mobile / Offline

 * Feature iteration
 * User login [DONE]
 * JavaScript tiering/ MW Views [DONE]
 * Small bug fixes
 * Unlocking viewport [DONE]
 * Updated image description pages '[DONE]
 * HTTPS for Wikipedia Mobile [DONE]
 * WikipediaZero test [in progress, escalating priority]
 * Wikimedia Mobile (Android) RC1/2/3 [RC3 - done]
 * Daily Featured Articles RSS [TESTING]
 * Begin implementation of GPS Storage/Retrieval [RESEARCH]
 * Publish high-level mobile roadmap [DONE]
 * Kiwix release [in progress]
 * Default .m for all sibling projects [in progress]
 * Publish the mobile research documentation sent by Parul [Guillaume & Rebecca] (partially done, on collab wiki)

Features

 * AFT
 * Test versions of Feedback Form in production [DONE]
 * Initial mocks for feedback page [DONE]'


 * Moodbar/Feedback Dashboard:
 * Email notification and other features [DONE]
 * Deployment of MarkAsHelpful extension [DONE]


 * Visual Editor: Test deployment of visual editor to MediaWiki.org sandbox [DONE]


 * Multimedia
 * Upload Wizard in maintenance mode
 * Deploy accumulated fixes [DONE]
 * TMH review by Ian and Neil [DONE]
 * Initial labs setup of TMH [Ian/Ryan] [PREP WORK DONE]
 * Tim has reviewed for security; MDale has completed chunked uploading changes; Unit test suite received from MDale [testing in December and January to be merged into Rel 1.19]
 * TMH deployment (contingent on getting fixes completed based on code review comments)


 * I18n/L10n
 * WebFonts: Full scale deployment [DONE]
 * Deploy new Narayam input methods and fixes [DONE]

Operations

 * Deploy puppetmaster dashboard [DONE]
 * DB servers refresh [in progress]
 * starts with db9 (OTRS) [DONE]
 * S6 cluster - db50 [Done]
 * /home move to NetApp [Mark] [in progress]
 * Swift integration for media storage [Ben/Aaron] (see above)
 * https support for mobile (https:// *.m.wikipedia.org) [DONE]
 * Labs (Ryan)
 * Create a SAL for every project, and a combined SAL (https://labsconsole.wikimedia.org/wiki/Server_Admin_Log) [DONE]
 * Update adminbot (morebots) to be configurable [DONE]
 * Package and  puppetize adminbot with hyperon (volunteer) [DONE]'
 * nagios in labs [DONE]
 * deploy Cluebot [DONE]
 * Bring up testswarm in labs [DONE]
 * bring up reportcard project and move the service over [DONE]