Reading/Multimedia/Scrum notes/gi11es

Last update on: 2014-02-25

2014-02-25

 * Yesterday
 * Addressed Aaron's and Gergo's follow-up concerns on #146 (show blurry placeholder & progress bar)
 * Reviewed and approved #177 (consolidate multilightbox) and #253 (wrong repo icon)
 * Re-tested #118 (show permissions) and found issues with it
 * Cleaned up Pau's changeset for the new proposed metadata panel animation


 * Today
 * 1-on-1 with Rob
 * Solve #202 on the CommonsMetadata side



2014-02-24

 * Yesterday
 * IRC office hour
 * Re-reviewed and approved #234 (getting rid of data URIs)
 * Addressed Gergo's concerns on #254 (mmv might interfere with anchor link clicks)
 * Addressed Aaron's and Gergo's concerns on #146 (show blurry placeholder & progress bar)
 * Wrote a fix for #258 (lightbox could look broken/image could be too small when opening the viewer)


 * Today
 * Design meeting
 * Solve #202 on the CommonsMetadata side
 * Start working on #198 if it hasn't been picked yet



2014-02-21

 * Yesterday
 * Weekly meeting
 * Implemented #254 (mmv interfering with anchor clicks/hash)
 * Finished writing the truckload of tests for #146 (blurred placeholder + progress bar), up for review


 * Today
 * IRC office hour
 * Review everything in the queue
 * Solve #202 on the CommonsMetadata side



2014-02-20

 * Yesterday
 * Call with Kaltura
 * Reviewed and accepted a bunch of changesets
 * Cleaned up everything in Bugzilla and filed relevant cards
 * Worked out a solution to the Data URI issue with Gergo


 * Today
 * Weekly meeting
 * Write tests for #146 (Blurry thumbnail + progress bar)
 * Solve #202 on the CommonsMetadata side



2014-02-19

 * Yesterday
 * 1-on-1 with Rob
 * Attended the scrum of scrums
 * Addressed Mark's concerns on #210 (hide mouse cursor when in fullscreen)
 * Addressed Gergo's concerns on #146 (Blurry thumbnail + progress bar) Tests remain to be written


 * Today
 * Review everything in the queue
 * Write tests for #146
 * Call with Kaltura



2014-02-18

 * Yesterday
 * Implemented #210 (hide mouse cursor when in fullscreen)
 * Implemented #213 (make metadata animation more subtle and only happen when the user is new to mmv)
 * Fixed #202 (wikidata author vcard was creating a lot of noise in the metadata panel header)
 * Implemented #214 (make image and controls unselectable)
 * Completed all the features of #146 (Blurry thumbnail + progress bar) Tests remain to be written


 * Today
 * 1-on-1 with Rob
 * Try to attend the scrum of scrums
 * Review everything in the queue
 * Address all concerns on ongoing cards (7 cards for review right now...)
 * Write tests for #146



2014-02-17

 * Yesterday
 * Improved upon Gergo's follow-up work on #211 (Record detailed network performance of all API calls)
 * Wrote #136 (Lazy-loading mmv) and cleaned up a lot of stuff while in there


 * Today
 * Review everything in the queue
 * Finish #146



2014-02-14

 * Yesterday
 * Weekly team meeting
 * Set up the "Points" custom field in phabricator
 * Made good progress on #146 (blurry thumbnail placeholder). I now have the blurry thumbnail appearing and animating into focus on browsers that can do so. Left to do: progress bar and tests.
 * Addressed concerns on #207 (data URIs)
 * Wrote #211 (detailed network performance on all API calls)


 * Today
 * Review everything in the queue
 * Finish #146
 * Pick up another card



2014-02-13
<section begin="2014-02-13" />
 * Yesterday
 * Reviewed and accepted remaining changesets on #155 (preload next and prev image)
 * Fixed the double image loading issue #207, pending review
 * Fixed the mmv.performance missing dependency, pending review
 * Started working on #146 (show blurred thumbnail + progress bar while loading)
 * Spoke to Evan Priestley from Phabricator about replacing Mingle with Phabricator, he pointed me to their beta board page. It seems like the only missing element is the ability to sum story points, which I've filed. We'll probably need to implement it ourselves (shouldn't be hard).


 * Today
 * Weekly team meeting
 * Review everything in the queue
 * Finish #146

<section end="2014-02-13" />

2014-02-12
<section begin="2014-02-12" /> <section end="2014-02-12" />
 * Day off

2014-02-11
<section begin="2014-02-11" />
 * Yesterday
 * Attended the design meeting
 * Reviewed 3 changesets for #155 (preload before/after). 1 approved, 2 still have small issues
 * Reviewed this RfC and commented on it, providing alternative ideas
 * Implemented #176 (getting rid of lightboxHooks)
 * Continued Aaron's work on #191 (blurry image + progress bar prototype), recorded this video of it running, for Fabrice to review


 * The day after tomorrow (I'm off tomorrow)
 * Wrap up as many remaining cards as possible to finish the iteration<section end="2014-02-11" />

2014-02-10
<section begin="2014-02-10" />
 * Yesterday
 * Approved and tested #196 (bucketing refactor)
 * Approved and tested #187 (button UI code refactor) and fixed a few merging issues (icons visually gone)
 * Tested #186 (panel UI code refactor)
 * Tested #183 (refactored API calls)
 * Spent a while figuring out how I can grep live EventLogging data, because I couldn't compile Ori's zpubsub. After attempting to install alternatives in several languages unsuccessfully, ended up with a Go port of zmqc, used like this.
 * Realized that the sampling factor wasn't part of the labs/live config, so there's no data collected yet, sent the appropriate diff to ops, moved the card (#126) to blocked
 * Reviewed the UI WIP cards sent by Fabrice
 * Reviewed and left concerns on #155 (preload before/after), re-iterated request to add test coverage to a specific function + minor concern about gender validation


 * Today
 * Review everything in the queue
 * Design meeting
 * Do #176 (lightboxHooks replacement)<section end="2014-02-10" />

2014-02-07
<section begin="2014-02-07" />
 * Yesterday
 * Watched the metrics meeting recording
 * Reviewed and accepted #151 (fullscreen metadata)
 * Tried testing #142 (jsduck as part of vagrant role) but couldn't make it work
 * Tried completing #126 (gather detailed statistics) but couldn't reproduce nor blind-fix the bug Gergo ran into
 * Approved #196 (resize calculation refactor) but hasn't merged yet since it has dependencies
 * Accepted 2 changsets out of 3 on #155 (prev/next preloading), left concerns on the remaining one
 * Reviewed and made a bunch of additions to #186 (refactor panel UI code)


 * Today
 * Review everything in the queue
 * Review the UI WIP cards sent by Fabrice
 * Do #176 (lightboxHooks replacement)<section end="2014-02-07" />

2014-02-06
<section begin="2014-02-06" />
 * Yesterday
 * Reviewed #155, 2 changesets out of 3 (next/prev preloading) left concerns about cachebusting due to pixel ratios + where code lives
 * Rebased #151 (fullscreen metadata reveal) and saw that it still doesn't work in Chrome/OS X
 * Reviewed #191 (WIP prototype) suggested improvements
 * Reviewed #187 (UI refactoring) left concerns about remaining access to internal objects
 * Reviewer #186 (panel UI refactoring) left similar concerns as #187
 * Unblocked #152 (fullscreen button hidden when feature is uanvailable) by having the core fullscreen change merged + added test assertions to it
 * Accepted and merged #190 (favico gone missing)
 * Accepted and merged one changeset in #183 (refactoring userinfo fetch)
 * Got confirmation from ops that official response is on its way ("delayed by ETOOMUCHWORK")
 * Fixed Gergo's last concern on #126 (gather detailed image load statistics)


 * Today
 * Review everything in the queue
 * Pick up one free card ready for development and complete it<section end="2014-02-06" />

2014-02-05
<section begin="2014-02-05" />
 * Yesterday
 * Addressed all concerns on #150 (fullscreen controls fading after inactivity)
 * Addressed all concerns on #126 (detailed image load stats)
 * Participated in the call with vimeo.


 * Today
 * Review everything in the queue
 * Pick up one free card ready for development
 * Contact ops again.<section end="2014-02-05" />