Core Platform Team/FY1819 Closeout

In order to close out the current year, we are listing all of our inflight work and then defining a "done" state for all of it that we can do by July 15th 2019. That will mean some projects we will cut scope, for others we may just shelve and put back into our project planning board (or send to Clinic Duty). But for all we should give ourselves a target that we can achieve and give ourselves some more headspace to move into the next year.

Instructions:


 * 1) If you are working on a project not listed (or the project has been reactive and you get intermittent pings), please list it below.
 * 2) For each project, write in a definition of "done". This should be an actionable set of tasks. Be bold and make a proposal!
 * 3) For each project, write in any risks or dependencies we need to figure out to make this happen.
 * 4) Each project has two sign off columns, one for a Tech Lead/EM and on for a PM. Please review and add your signature if you think the "done" column is well defined and accomplishable.

The leads will review and finalize this list on July 1 2019.

In flight projects

Below we are making a list of the current