Team Practices Group/Goals/TPG FY2016 Q2 Milestones

Intermediate Milestones

 * 1) Three teams agree to participate
 * 2) Teams have automated burnup charts.
 * 3) Teams have discrete goals visible in burnup charts.
 * 4) Team goals in burnups are accurate within one month.
 * 5) Accurate means what?
 * 6) Includes all work taking 10% or more of (monthly | quarterly) effort
 * 7) In correct (?) priority order
 * 8) Any addition or removal to list of goals documented
 * 9) Teams have examples of changing behavior based on information from burnups ←Meets or Exceeds Q2 Goal
 * 10) Best practices for goal-based burnup tracking documented and validated
 * 11) by a variety of teams (product, service, internal-delivering, external-delivering, etc)
 * 12) Best practices adopted by x% of Engineering teams

Intermediate Milestones

 * 1) Efforts from all initially participating teams documented and completed
 * 2) Maintenance fraction data from at least five teams collected
 * 3) Notes:
 * 4) data includes:
 * 5) % data
 * 6) methodology
 * 7) definitions
 * 8) Two teams committed to ongoing tracking (for quarter?  for 2 quarters?)
 * 9) Ongoing tracking teams report maintenance fraction data
 * 10) covering (50% | 70 % | 85 % | 100 %) of all WMF work
 * 11) WMF Best Practice for Maintenance Fraction documented and validated
 * 12) Foundation-wide working definitions documented and agreed
 * 13) Notes: By whom? By everyone using them:
 * 14) teams for self-eval
 * 15) Terry et al for budgeting planning
 * 16) community
 * 17) Who else?
 * 18) cost-benefit documented
 * 19) decided if it's applicable outside of Engineering
 * 20) Best Practice adopted by x% of Engineering teams