Platform Engineering Team/Sprint History

2020/04/15 - 2020/05/08
Green Team Outcomes


 * API Gateway / API Rate Limiter
 * Design Doc submitted to SRE for review
 * Initial Review completed
 * OAuth2 / API Portal
 * Completed first draft of field mapping doc for OAuth Client form
 * Completed design review with WMF design team
 * Hooks
 * All patches except run site migration merged

Green Team
Outcomes


 * API Gateway / API Rate Limiter
 * PoC as basis for proposal
 * Pre-draft of Design Doc
 * OAuth2 / API Portal
 * Completed first draft of field mapping doc for OAuth Client form
 * Completed design review with WMF design team
 * Hooks
 * Hook Container merged!!!!
 * Merged patches covering breakage caused by Hook Container

Green Team

 * Completed create and update page endpoints for the Core REST API in MediaWiki
 * Added configuration option to reduce risk for REST API development endpoints
 * Improved REST API caching behavior
 * Evaluated technologies to use for the API Gateway
 * Began testing Envoy for rate limiting

Clinic Duty

 * Managed triage, unbreak-now tasks, and external code reviews
 * Worked on Changeprop k8s on codfw
 * Completed MediaModeration demo
 * Continued work on hook extensions