2011 Wikimedia fundraiser/sprints

This page is intended to serve as high-level documentation of development sprints for the 2011 fundraiser. At the end of each development sprint, we hold a retrospective meeting, where the team answers the following questions:


 * What worked well during the sprint?
 * What did not work well during the sprint?

Answers to 'what did not work well' are assigned an 'owner' who is responsible for overseeing the improvement of the problem. If, by the end of the next sprint the problem is not resolved, it remains listed under 'what did not work well'.

The answers to these questions are documented for each sprint (see below), as well as any high-level notes about the sprint in question.

Sprint 5
16 August, 2011 - 23 August, 2011

In progress

Sprints 3 & 4
19 July, 2011 - 2 August, 2011 & 2 August, 2011 - 16 August, 2011

View Sprint 4 in Mingle.

These sprints are combined as we did not have a retrospective/kick off for Sprint 3 due to vacation/Wikimania travel.

What worked

 * Pre-commit code review
 * Lots accomplished in spite of obstacles (eg vacation, Wikimania)
 * Arthur had lots of dev time during sprint 3

What didn't

 * Mingle flow/acceptance criteria for Faulkner (analytics) (Owner: James/Faulkner)
 * Getting Faulkner and his analytics integrated with the the rest of the development cycle (Owner: James/Arthur)
 * Community visibility (Owner: Arthur)
 * Lack of clarity in acceptance criteria (Owner: James)
 * Poor story points estimation (Owner: James)

Sprint 2
5 July, 2011 - 19 July, 2011

What didn't

 * Mingle flow/acceptance criteria for Faulkner (analytics) (Owner: James/Faulkner)

Sprint 1
20 June, 2011 - 5 July, 2011

What worked

 * Deployment at the beginning of sprint
 * Lack of WikiLove sucking up Kaldari's time
 * Feedback process shaping future cards
 * Mingle
 * Unit testing!

What didn't

 * Deployment documentation out of date (Owner: Arthur)

Sprint 0
13 June, 2011 - 20 June, 2011

What worked

 * Story cards were well defined
 * Zack didn't have to do anything
 * Daily stand-ups
 * Mingle
 * Including Pats remotely for stand-ups
 * Breaking story cards into tasks
 * Pair programming
 * Code review
 * Business analys (James) rocks

What didn't

 * Speak up during standups for phone participants (Owner: Arthur)
 * Factoring in external responsibilities during sprint planning (Owner: James)
 * Didn't get Arthur enough development time (Owner: Arthur and James)
 * Deployment documentation out of date (Owner: Arthur)
 * Lack of clarity for the next sprint (Owner: James)