Auth systems/status

Last update on: 2013-08-monthly

2013-03-monthly
This activity kicked off on March 26. We're planning a minimal OpenID implementation and OAuth implementation in the coming months. Very tentative target date is end of May.

2013-04-monthly
During April, the team primarily focused on implementing SUL v2, which will fix issues that users are having with new security features in recent browser releases. SUL v2 is ready for testing and deployment is targeted for early May. In addition, the team worked toward a final design specification for OAuth and will begin working on that pending the successful deployment of SUL v2.

2013-06-monthly
In June, the team worked with the Wikimedia Foundation's user experience team to improve SUL2. The improvements were pushed to test wikis on July 1, and will be rolled out to other wikis in July. Implementation of OAuth is well underway, and planned for roll-out in July as well.

2013-07-monthly
Engineers worked towards for an OAuth deployment to the beta cluster in early August, and aim to roll OAuth out to the test wikis (e.g., test2.wikipedia.org) after Wikimania.

2013-08-20
Chris Steipp just deployed OAuth to the test wikis this morning. The available set of rights that can be authorized to an OAuth Consumer (an application that will be talking to the MediaWiki api on behalf of a user) isn't exhaustive, but it covers most basic usage of the api, including editing. So no, not read only. He'll send out a more detailed announcement with links to documentation for getting started with OAuth in a little bit.

2013-08-monthly
The team deployed OAuth on Aug 20th, and are working on enhancement requests before the extension is enabled on the rest of the WMF wikis. Several small bugs were fixed in SUL.