Roadmap/2011/October

Platform/Dev-Ops

 * MW1.18 deployment (~9/19-10/5) [DONE]
 * Continuous integration improvements (by ~10/31)
 * Stable Jenkins setup for PHPUnit tests [DONE]
 * [to finalize] "git boot camp" @ WMF tech days and/or NOLA hackathon [ http://etherpad.wikimedia.org/GitBootcamp ] [DONE]
 * Translate extension deployment on meta [Sam] [DONE]
 * Initial refactoring of SwiftMedia extension and preparation for thumbnails use case [Aaron] [DONE]
 * AOSA chapter draft done and submitted to the editors [Guillaume] [DONE]
 * Monthly report [Guillaume] [DONE]

Ops

 * RT1612 - Emergency security patches [DanielZ] - [only miscellaneous servers left - need to schedule with application owners for reboot] [Partial]
 * Lucid upgrade [Peter] - 32 apache servers more to go - [DONE]
 * Infrastructure/Network Penetration Audit [mostly done except for new donation codes] - [Partial]
 * Puppet/git migration [DONE]
 * Initial test labs deployment and user accounts created [Ryan] [DONE]
 * external storage replication to eqiad, snapshot backups [Ben] [DONE]
 * finalization of Tampa router migration [Mark/Leslie] [DONE]
 * knams router move [Mark/Leslie] [Partial]
 * /home move to NetApp [Mark] - [Partial]
 * Swift integration for media storage [Ben/Aaron] (see above) [Partial]
 * fundraiser preparations (separate section) [Jeff] [ongoing]

Data Analytics

 * Monitoring cleanup (monitor packet loss stats) - [DONE]
 * Hiring - in progress

Fundraising

 * GlobalCollect integration - [partial]
 * security audit - [ongoing]
 * move to new LVS server (with BGP) for payments [DONE]

Mobile/Offline

 * Release first beta of Android port of Wikipedia App [Tomasz] [DONE]
 * Decommission hawhaw and ruby gateways [OPS] [on schedule] [DONE]
 * Develop interlanguage and language switching for mobile web; tackle other first prioritized feature requirements [Tomasz & Patrick] [Pending Varnish blocker] [DONE]

Features

 * Finalize UploadWizard multi-file selection - [DONE]
 * Finalize UploadWizard chunked uploads (to ensure reliable large file uploads) [DONE]
 * Deploy read-only dashboard for new editor feedback - [DONE]
 * Make decision regarding follow-up MoodBar/feedback dashboard development based on capacity availability - [in progress]
 * Begin development on article creation workflow and NPP projects - [in progress]
 * Small WikiLove fixes (no more than a week) - [in progress]
 * Finalize TimedMediaHandler review (first review round) [DONE]
 * Kick-off AFT vendor development project with initial focus on free-text comments + moderation [DONE]
 * Small scale WebFonts deployment - [DONE]