Scrum of scrums/2015-05-06

= 2015-05-06 =

Search Team

 * https://www.mediawiki.org/wiki/Wikimedia_Search_Team/Meeting_Minutes
 * Ongoing improvements
 * CirrusSearch integration tests
 * WQS ontology, distributable
 * Maps tile server
 * Archiva deployment process
 * Beginning work on data collection/metrics
 * Experimenting with Scrum-derived organization of processes & subteams
 * Are we blocked?
 * For tile server: Need 1 TB server, can be in labs. https://phabricator.wikimedia.org/T97638
 * Are we blocking?
 * No: https://phabricator.wikimedia.org/tag/blocked-on-search/

Security

 * Citoid review in progress
 * Security planning with teams ongoing

Analytics

 * Event Logging holes all backfilled, but graphite is not showing any EL data since some time last week, and we're getting new Icinga alerts as of right now
 * In the process of fixing up our documentation (moving everything to Wikitech)

Parsing

 * Been dealing with issues arising from previous week's deployment snafus.
 * Continuing to focus on VE bugs for Q4.
 * Nothing special to report beyond that. Already co-ordinating separately with VE and Services teams on project dependencies on a weekly basis.

Ops

 * T88798 Jenkins is using php-luasandbox 1.9-1 for zend unit tests; precise should be upgraded to 2.0-8 or equivalent
 * Blocker on HHVM packaging has been lifted today, moving forward with this.


 * Backlog on apertium packaging from LE team
 * Access to OSM postgresql in labs
 * Graphite issue, task to be created

iOS

 * What has your team done since we last met?
 * Still coming up with CI req's before going to RelEng


 * What will your team do before we meet again?
 * (Hopefully) release Wikipedia 4.1.3.96 to the app store


 * Is anything slowing your team down or getting in their way?
 * Still figuring out how to work with Reading Infra & Services vertical team-mates, but working on other stuff atm
 * Services blocking prototype service deployment due to lacking test coverage
 * Analytics code review on a patch to iOS app which changes user agent


 * Are you about to put something in another team’s way?
 * Once we talk to RelEng we'll probably need some CI work, otherwise probably not

Language

 * Team Offsite next week.
 * Need from Ops! Reviews for Apertium packaging: https://phabricator.wikimedia.org/tag/le-sprint-86/

Fundraising Tech

 * Team changes
 * Dylan Kozlowski has just started, Casey Dentinger to start next Monday
 * Sherah Smith leaving us to work with Vibha on the UX team
 * More DonationInterface refactoring on the road to Astropay integration
 * Lots of fixes to make it easier to start working with fundraising stuff
 * Tweaks to the fundraising Vagrant role
 * making DonationInterface configuration work more like other extensions
 * more work on CentralNotice mixins

Services

 * Graphoid deployed
 * REST API now available at main project domain
 * Working with ops on expanding the RB cluster
 * Waiting for App team to write basic tests for app service
 * Working with Parsing on section offsets for HTML section retrieval / edit API: https://phabricator.wikimedia.org/T94890

Collaboration
We need "Perform schema change to echo_target_page changing from a 1 to 1 mapping between pages and user/notification to a 1 to many." ( https://phabricator.wikimedia.org/T94427 ) for a new Echo feature.