User:SPQRobin/GSoC/notes

Progress

 * 30 April
 * submitted necessary forms to Google
 * first successful small bug fix
 * 1 May: Git & Gerrit (approving commits in Gerrit, setting watched projects, restructured local git checkouts, ...)
 * 2 May: some more struggling with Git

General timeline

 * April: familiarize with Git/Gerrit, and maybe set up the Labs project where I could test development (http://incubator-dev.wmflabs.org/, http://incubator.wikimedia.beta.wmflabs.org/)
 * May: plan how to concretely code the various deliverables, coordinate with mentor
 * [May 21: begin]
 * First half (Note: exams from about 30 May until 21 June, so I will have less time but still working on it)
 * May 21 - June 1: language names cache
 * June 2-15: English languages in core
 * June 1-3: Berlin Hackathon 2012 (not going)
 * June 2-11: Niklas not available
 * June 16-30: code IncubatorFirstSteps
 * July 1-9/13: finish anything required (bugfixing, ...)
 * [July 9-13: mid-term evaluation]
 * July 9/13-20: code info page parser function
 * July 6-15: Wikimania 2012 (incl. hackathon)
 * July 21 - August 1: improve automatic info page (integrating the special page; use localised logos)
 * August 2-10: the language code inputbox improvement
 * August 11-13/20: finish anything required; perhaps any other thing listed as "if time permits"
 * [Aug 13-20: end]
 * Aug 27: results announced

Links

 * http://google-opensource.blogspot.com/2012/03/new-kind-of-summer-job-open-source.html
 * http://www.google-melange.com/
 * https://blog.wikimedia.org/2011/07/22/mediawikis-gsoc-students-halfway-through-projects/
 * http://googlesummerofcode.blogspot.com/2007/04/so-what-is-this-community-bonding-all.html