Structured Discussions/Project information/status

Last update on: 2013-11-monthly

2012-04-01
Brandon Harris and Andrew Garrett are doing an assessment of experiences learned in LiquidThreads 3.0.

2012-07-01
Official start date of Flow (messaging pages).

2012-07-monthly
Infrastructural work for Flow only until January 2013. Work there can be found in the Database_sharding page. Unrelated but there is an active discussion concerning the differences between Flow and LiquidThreads.

2012-08-monthly
Work on Flow will officially start in January. In the meantime, preparatory work will focus on Database sharding.

2012-09-monthly
Development work for Messaging on MediaWiki (code-named 'Flow') will start officially in January 2013 (after Echo first deployment). This new user-to-user messaging infrastructure tool will be developed by Wikimedia's editor engagement team, including Fabrice Florin, Vibha Bamba, Ryan Kaldari, Benny Situ, Matthias Mullie, Brandon Harris, Oliver Keyes, Howie Fung and Terry Chay. In the meantime, Performance engineering + Matthias Mullie are doing the underlying prep work with the RDB store (database sharding) on AFTv5 (and proper abstraction).

2012-11-monthly
The official start of Flow will follow Echo development. An initial team will be forming next month to explore solutions here.

2013-01-monthly
Flow entered the product design phase in early January. OPW intern Kim Schoonover began user research regarding how user-to-user talk pages are handled, and collected data about the difficulties that new (and existing) users have when using them. Engineering discussions started about potential back-end and scaling difficulties, the possible use of Wikidata's ContentHandler, and the evaluation of Wikia's MessageWall. A plan for community engagement was proposed and accepted, with a consultation about the problems faced planned for early February, with experienced and newer users alike.

2013-02-monthly
In February, we analyzed and collated user research concerning talk pages. Early designs were shown to members of the Board of Trustees to ask for their input. Jeff Atwood (from StackOverflow and Discourse) came in to give us a brain dump of his work. Design work was done on secondary "modules" as examples for how existing workflows can be rebuilt within the Flow system. Community engagement strategies saw the beginnings of implementation with the creation of a "Portal" that will engage discussion about Flow at three locations (mediawiki.org, meta, and the English Wikipedia).

2013-03-monthly
<section begin="2013-03-monthly"/>Design work continued on Flow. We continued creating a "Portal" that will engage discussion about Flow at three locations (mediawiki.org, meta, and the English Wikipedia), and performing research.<section end="2013-03-monthly"/>

2013-04-monthly
<section begin="2013-04-monthly"/>Design work continues and several discussions were had about what constitutes a minimum viable product for the first iteration of Flow. Brandon Harris is now building an interactive prototype to help describe multiple functions.<section end="2013-04-monthly"/>

2013-05-monthly
<section begin="2013-05-monthly"/>Discussion portals were announced and opened on three wikis: the English Wikipedia, Meta-Wiki, and mediawiki.org. An interactive prototype was released to the public for discussion. Discussion is on-going, and the definition of the "minimum viable product" is being worked on.<section end="2013-05-monthly"/>

2013-07-monthly
<section begin="2013-07-monthly"/>This month, we released two new prototypes to showcase some ideas around Flow-enabled user-to-user discussion. We continued to collect user feedback and prioritize use-cases for a potential minimum viable product.<section end="2013-07-monthly"/>

2013-08-monthly
<section begin="2013-08-monthly"/>In August, we continued development of the Flow prototype by implementing revisioning, moderation, and display code, on top of the storage and block abstractions. We have deployed this prototype to an internal labs instance to encourage the full team's involvement in development. Additionally, we participated in an agile workshop run by Arthur and Tomasz from the mobile team. This workshop facilitated planning the Flow MVP and setting goals for the team's first development sprint, along with providing information about agile guidelines and practices that have worked well for the mobile team.<section end="2013-08-monthly"/>

2013-09-monthly
<section begin="2013-09-monthly"/>This month, we continued back-end work on the Flow first release – integrating with the recent changes table (to ensure that users will be able to monitor Flow boards via the watchlist and Special:Recentchanges, in the same way they monitor wiki pages), mentions and notifications, and an early experiment with VisualEditor-enabled posting. We also kicked off a sprint to create a new visual design treatment for the board and discussions that will work across desktop and mobile platforms. We are aiming to implement this design next month, in preparation for several rounds of new user and experienced user feedback before the first onwiki release.<section end="2013-09-monthly"/>

2013-10-monthly
<section begin="2013-10-monthly"/>In October, the Flow team implemented a new visual design treatment on the Flow prototype (currently hosted on WMF Labs), and we continued to work through the set of features needed for a minimum viable product (MVP) on Wikipedia. We held an in-office User Experience workshop, primarily with users new to Wikipedia, to get feedback on the usability of the new design. We're planning to demo the Flow MVP to interested WikiProjects in November to get more feedback on what's needed for a first on-Wikipedia trial.<section end="2013-10-monthly"/>

2013-11-monthly
<section begin="2013-11-monthly"/>This month, the Flow team finished out the feature set for our minimum viable product. We added watchlist integration, the ability to see board, topic, and post histories, and did a first round of community feedback and testing with our product to date. We also prepared for release to production wikis in December by working on Operations and Security needs.<section end="2013-11-monthly"/>