WMF Projects/OWA/2011q2 plan


 * March 7 -> OWA DB schema formulated
 * March 14 -> (owa DB work) -> CentralNotice Bastardization plan formulated (we intend to use the CentralNotice code as a starting point, with a goal of fully modular code, but don't plan to fully modularize it yet)
 * March 21 -> OWA DB changes complete
 * March 28 -> (owa API work)
 * April 4 -> OWA custom API events complete -> MW Data Delivery Mechanism complete (CentralNotice style or whatnot)
 * April 11 -> (owa report work)
 * April 18 -> (owa report work)
 * April 25 -> MW Extension Complete
 * May 2 -> OWA initial reports complete
 * May 9 -> (iterate on reports)
 * May 16 -> (iterate on reports)
 * May 23-> Special JS OWA requirements complete -> adding special JS into MW
 * May 30 -> Integration testing
 * June 6 -> (integration work)
 * June 13 -> Staging/Deployment
 * June 20 -> (take care of issues)
 * June 27 -> (take care of issues)