Reading/Multimedia/Scrum notes/gi11es

Last update on: 2014-02-11

2014-02-11

 * Yesterday
 * Attended the design meeting
 * Reviewed 3 changesets for #155 (preload before/after). 1 approved, 2 still have small issues
 * Reviewed this RfC and commented on it, providing alternative ideas
 * Implemented #176 (getting rid of lightboxHooks)
 * Continued Aaron's work on #191 (blurry image + progress bar prototype), recorded this video of it running, for Fabrice to review


 * The day after tomorrow (I'm off tomorrow)
 * Wrap up as many remaining cards as possible to finish the iteration

2014-02-10

 * Yesterday
 * Approved and tested #196 (bucketing refactor)
 * Approved and tested #187 (button UI code refactor) and fixed a few merging issues (icons visually gone)
 * Tested #186 (panel UI code refactor)
 * Tested #183 (refactored API calls)
 * Spent a while figuring out how I can grep live EventLogging data, because I couldn't compile Ori's zpubsub. After attempting to install alternatives in several languages unsuccessfully, ended up with a Go port of zmqc, used like this.
 * Realized that the sampling factor wasn't part of the labs/live config, so there's no data collected yet, sent the appropriate diff to ops, moved the card (#126) to blocked
 * Reviewed the UI WIP cards sent by Fabrice
 * Reviewed and left concerns on #155 (preload before/after), re-iterated request to add test coverage to a specific function + minor concern about gender validation


 * Today
 * Review everything in the queue
 * Design meeting
 * Do #176 (lightboxHooks replacement)

2014-02-07

 * Yesterday
 * Watched the metrics meeting recording
 * Reviewed and accepted #151 (fullscreen metadata)
 * Tried testing #142 (jsduck as part of vagrant role) but couldn't make it work
 * Tried completing #126 (gather detailed statistics) but couldn't reproduce nor blind-fix the bug Gergo ran into
 * Approved #196 (resize calculation refactor) but hasn't merged yet since it has dependencies
 * Accepted 2 changsets out of 3 on #155 (prev/next preloading), left concerns on the remaining one
 * Reviewed and made a bunch of additions to #186 (refactor panel UI code)


 * Today
 * Review everything in the queue
 * Review the UI WIP cards sent by Fabrice
 * Do #176 (lightboxHooks replacement)

2014-02-06

 * Yesterday
 * Reviewed #155, 2 changesets out of 3 (next/prev preloading) left concerns about cachebusting due to pixel ratios + where code lives
 * Rebased #151 (fullscreen metadata reveal) and saw that it still doesn't work in Chrome/OS X
 * Reviewed #191 (WIP prototype) suggested improvements
 * Reviewed #187 (UI refactoring) left concerns about remaining access to internal objects
 * Reviewer #186 (panel UI refactoring) left similar concerns as #187
 * Unblocked #152 (fullscreen button hidden when feature is uanvailable) by having the core fullscreen change merged + added test assertions to it
 * Accepted and merged #190 (favico gone missing)
 * Accepted and merged one changeset in #183 (refactoring userinfo fetch)
 * Got confirmation from ops that official response is on its way ("delayed by ETOOMUCHWORK")
 * Fixed Gergo's last concern on #126 (gather detailed image load statistics)


 * Today
 * Review everything in the queue
 * Pick up one free card ready for development and complete it

2014-02-05

 * Yesterday
 * Addressed all concerns on #150 (fullscreen controls fading after inactivity)
 * Addressed all concerns on #126 (detailed image load stats)
 * Participated in the call with vimeo.


 * Today
 * Review everything in the queue
 * Pick up one free card ready for development
 * Contact ops again.