Extension talk:Education Program/LQT Archive 1

Timeline prior to rollout
Prior to the rollout two issues need to be fixed:
 * 1) The community was uncomfortable with the way the user rights were handled. This will be solved socially (reaching consensus on what needs to be changed through discussion), then technically (implementation of the changes)
 * 2) the community was unhappy about how the namespaces were handled (Course: Oblivion). This has been fixed technically by Jeroen.

Here's what the timeline prior to the next rollout should look like:
 * Monday, August 6 – Namespace issue (Don't mess with the Trekkies) is fixed in the code [JEROEN] ✅
 * Monday, August 6 – Community discussion about changes to the userrights system starts [SAGE]
 * Monday, August 6 – Codereview starts [REEDY]
 * Tuesday, August 7 – Education Program Extension is ready for beta-testing on test2-wiki [ROBLA through TECH]
 * Tuesday, August 7 – Last round of betatesting (with a focus on the changed features) starts [SAGE with VOLUNTEERS]
 * Friday, August 10 – Community discussion about changes to the userrights system ends [SAGE]
 * Saturday, August 11 – Betatesting ends [SAGE]
 * Saturday, August 11 – Jeroen starts implementing the changes to the userrights system [JEROEN]
 * Saturday, August 11 – Codereview ends [REEDY]
 * Tuesday, August 14 – Basic help documents finalized [LIANNA through SAGE]
 * Wednesday, August 15 – Rollout [REEDY]
 * Wednesday, August 15 – Communication [LIANNA]

[] = The person who will be hold accountable for the result

Let me know if this makes sense. --Frank Schulenburg (talk) 02:19, 4 August 2012 (UTC)