Phabricator/Migration Timeline/en

We are working on the migration of several developer infrastructure services to one single Phabricator instance. It's a very exciting project! We welcome your help.


 * Git and Gerrit users are welcome to the Gerrit-Migration project. We need help learning about the possibilities of Phabricator in this area: what is missing, what exists in a different way, what is remarkably interesting, which are the blockers that should be reported upstream?
 * As a PHP developer, you're welcome to contribute enhancements and new features upstream. Learn more at.

Beware, the Phabricator team may change this sequence as plans evolve (although we try not to).


 * 1)  Deployment of https://legalpad.wikimedia.org/ (project)
 * 2) ✅ Migration of data from fab.wmflabs.org to phabricator.wikimedia.org
 * 3) ✅ New test instance in Labs open to everyone, blocked by
 * 4) ✅ phabricator.wikimedia.org open to all Wikimedia users
 * 5) ✅ Test instance containing Bugzilla reports automatically migrated
 * 6) * ✅ end of Bugzilla preview feedback period, announcement of Bugzilla migration date.
 * ✅, 2014-11-21: Bugzilla migration (1-4 days downtime, see detailed timeline), blocked by
 * 1) * ✅ Community review of the Bugzilla migration test instance (two weeks)
 * 2) * ✅ Bugzilla to Phabricator import script
 * 3) * ✅ Elasticsearch (but temporarily reverted)
 * 4) * ✅ Move Bugzilla to old-bugzilla.wikimedia.org as a read-only instance
 * 5) * ✅ Automatic redirects from Bugzilla reports to Phabricator tasks
 * 6) * ✅ Wiki templates for Bugzilla pointing to Phabricator
 * 7) * ✅ Gerrit plugin to sync tasks with code reviews
 * 8) * ✅ IRC bots reporting Phabricator activity
 * 9) * ✅ How to organize projects
 * 10) * ✅ How to claim Bugzilla reports
 * 11) * ✅ Documentation for Bugzilla users
 * 12) * ✅ Communication plan
 * 13) * ✅ Approval from Wikimedia Foundation Engineering management
 * 14) * ✅ Reminder: Bugzilla migrated projects and tasks must be Visible To Public
 * 15) ✅ except for minor queues, 2014-12-18 00:00UTC-08:00UTC: Phabricator RT migration: RT migration (8 hours downtime of Phabricator; blocked by
 * 16) * ✅ Interaction with external users via email
 * 17) ✅ Burndown charts & migration from Scrumbugz
 * 18)  Define main tasks (epics) for code review in Phabricator
 * ✅, 2015-06-30: Total migration from Mingle; cf. T825
 * ✅, 2015-11-09: Phabricator RT migration: Procurement queue migrated from RT to Phabricator
 * 1)  Total migration from Trello; cf. T825
 * 2)  Total migration of code browsing from Gitblit to Diffusion; cf. Gitblit-Deprecate and Diffusion
 * 3)  Proof of concept of code review in Phabricator
 * 4)  Total migration of code review from Gerrit to Differential; cf. T114311 and Differential
 * 5)  Total migration from Jenkins?