Design Research-Editing Department KIT

This is a bi-weekly meeting between the Design Research team and the leads of the Editing Vertical teams (Collaboration (Flow), Wikitext, VisualEditor, mobile editors, Multimedia, Content Translation, Upload Wizard) to coordinate and plan Design Research work. This meeting is intended to clarify priorities, define work, schedule work, manage conflicts, share findings, and ensure Design Research and Editing stay aligned in their work. See the Meeting Standard Operating Procedure.

Last meeting 11 Aug 2016. Next Meeting 8 Sep 2016.

=New Items for next meeting= Add items here at any time.

= Projects =
 * 1) New Wikitext Editor
 * 2) James: Not yet in Alpha state for testing or evaluation.  Aspiration for much sooner than end of this quarter.
 * 3) JMo: Need a week minimum to recruit testers.
 * 4) Joel: we had some kick-off meetings; TODO: link to notes from those.
 * 5) Joel to follow up with rough schedule
 * 6) Gather input for "Edit Review" project.
 * 7) Joe: few people responding to solicitations.  Did talk to a page curation editor.  Other conversations.  But none have been talking to people about Pau's prototypes.  Are we now talking about feeds and pages, concrete terms?  If so, time to move to more evaluative approach.
 * 8) Joe: having a meeting next Wednesday.  TODO: Joe to extend invitations (Daisy, Joe, Aaron), including moving meeting to 10:30 am Thursday.
 * 9) JMo: Meeting with Pau, Roan, Joe next week.
 * 10) Conceptual development for Mobile long-form editing
 * 11) Joel: We had a kickoff meeting.  TODO: link to notes.
 * 12) "Learnability of our Content" project (m:Research:Student use of free online information resources)
 * 13) JMo giving a presentation today.
 * 14) JMo sent report
 * 15) Compact Language Links
 * 16) Pau: Amir: no specific plans yet.  As we enable to different wikis, may want to evaluate how it's working with real articles.  Will need some research.  Need to define our research questions.
 * 17) Check in again next meeting.
 * 18) Accessibility Consulting for user standardization
 * 19) Volker: Still paused
 * 20) Task list / campaigns feature
 * 21) Pau: Don't think we need research for that for at least a couple of months.
 * 22) check again in 1 month.

=Discussion= n/a