Wikimedia Release Engineering Team/Checkin archive/20151221

= 2015-12-21 =

Vacations/Confs/etc
How to do it: https://www.mediawiki.org/wiki/Wikimedia_Release_Engineering_Team/Time_off
 * Dec 14-Jan 1: Greg - vacation (3 weeks, will be checking email)
 * Dec 14: Mukunda sick
 * Dec 22-29: Chad - Christmas (will be reachable by e-mail, will have laptop in case of emergencies)
 * Dec 23–25, 28: Tyler — Hopeful, probable, Christmas in Kansas!
 * Dec 24-Jan 3: Dan - Holidays
 * Dec 24-30: Antoine - Holidays (bringing laptop - ring phone as needed)
 * Dec 24: mukunda - holiday
 * Dec 25: US HOLIDAY - Christmas Day - December 25
 * Dec 28: mukunda - holiday
 * Dec 31: mukunda - holiday
 * Dec 24-25: Željko - holidays
 * Dec 31-Jan 1: Željko - holidays
 * Jan 1: US HOLIDAY - New Year's Day
 * Jan 4 - 8: WikiDev16 + All Hands
 * Jan 16-18: Chad - another music festival
 * Jan 18: US HOLIDAY - Martin Luther King Day
 * Feb 15: US HOLIDAY - President's Day
 * May 17-(?): Dan - paternity leave :D
 * PO Box for pastries? - Antoine
 * May 30: US HOLIDAY - Memorial Day
 * June-ish: Chad - EDC
 * August: France holiday - because french. :)

Actions from last meeting

 * TODO - No One Yet: investigate carbon aggregation of stats >1 month old behavior
 * ACTION: Antoine to create a task
 * Overdue

WIkiDev16

 * Code Review RFC - https://phabricator.wikimedia.org/T114320
 * Scap3 - https://phabricator.wikimedia.org/T114045 :(
 * to discuss with individuals, rather than broadly

Q3 Goals

 * https://www.mediawiki.org/wiki/Wikimedia_Release_Engineering_Team/Goals/201516Q3


 * Goals timeline:
 * December 3: Group goal scoped and drafted on mediawiki.org for Technology team.
 * December 10: Group goal + all individual team *drafts completed* on mediawiki.org; discuss at Infra+Tech group and identify dependencies.
 * December 17: individual team goals + group goal *finalized* on mediawiki.org; discuss at Monthly Eng Staff.


 * "Migrate Jenkins to Jessie"
 * Needs a task for it (please add to the wiki page)
 * commitment from those in our team who will help


 * Dan will be in the Technology Group meetings and can communicate anything needed to/from them re-goals (or anything else)
 * Concerns/questions:
 * Are Technology Group meetings transparent? Can they be?

KPIs

 * https://grafana.wikimedia.org/dashboard/db/releng-kpis


 * Tyler to check on production errors and filing a task for investigating rise in averages over the past 3 or so days

New vs Maint time spent

 * https://docs.google.com/a/wikimedia.org/spreadsheets/d/1FI90AefwdLHGzVVdrLS6AxcTcJtLFyX0aQTQfyc88s4/edit

#together

 * Team workboard: to triage: https://phabricator.wikimedia.org/project/board/20/query/TRiVy4zOMdR./
 * Team workboard: only-in-#releng(ish): https://phabricator.wikimedia.org/project/sprint/board/20/query/g2T5.QSLJVRQ/

Scrum of Scrums

 * https://phabricator.wikimedia.org/project/board/64/
 * Blocked on us: https://phabricator.wikimedia.org/maniphest/query/h7YTCBTJsepS/#R

CI Scaling

 * https://phabricator.wikimedia.org/project/board/1010/
 * Quarterly Goal: "CI cluster responds to spike in queued builds by starting and registering additional jenkins slaves" - https://phabricator.wikimedia.org/T111106


 * TMPDIR can not be deleted by jenkins-deploy user because they are owned by www-data
 * Fix/workaround implemented (delete TMPDIR contents instead of directory during cleanup; maintains jenkins ownership)
 * Should be fixed by leaving the dir behind and only deleting files. This way dir still owned by jenkins-deploy ( https://phabricator.wikimedia.org/T120824 )
 * Precise to be phased out. Need to migrate everything off of gallium (Zuul scheduler, Jenkins master which need puppetization, doc.wm.o ...)
 * npm migration to Nodepool not going to happen this quarter. Antoine spend too much time on maintenance tasks / other stuff.


 * Zelko finished migration to mediawiki_selenium to 1.6.x. Pending merges / CirrusSearch.

Deployment Tooling / Scap3

 * Main: https://phabricator.wikimedia.org/project/board/349/
 * Scap3: https://phabricator.wikimedia.org/project/board/1449/
 * Quarterly Goal: "Migrate all Service team owned services and MW deploys to scap3" - https://phabricator.wikimedia.org/T109926


 * Event bus being deployed to production using scap3(!)
 * New command for checking whether security patches are applied
 * based on git apply-patch—reverse
 * Pybal/conftool/etcd work for beta cluster
 * Puppet resource for scap

Diff[usion|erential] migration

 * https://etherpad.wikimedia.org/p/diffuerential-weekly
 * Gitblit-Deprecate: https://phabricator.wikimedia.org/project/board/46/
 * Quarterly Goal: https://phabricator.wikimedia.org/T111465
 * Gerrit-Migration: https://phabricator.wikimedia.org/project/board/9/


 * Redirect work continuing
 * Biggest challenge ATM is to map Gerrit project name to Diff callsign

Other Work

 * Zeljko finished migrating browser-test projects to MW-Selenium 1.x!!!!