MediaWiki 1.19/Roadmap

As of 28 February: The 4th stage, deployment to Dutch Wikipedia and Polish Wikipedia, has gone smoothly. Stage 5, the deployment of MediaWiki 1.19 to all Wikipedias, is set to proceed on Wednesday, Feb 29-March 1, 23:00-03:00 UTC (3pm-7pm PST).

Timeline

 * December 2011 - Reduce unreviewed revisions from over 1000 to under 300
 * January 2012 - Reduce unreviewed revisions from 300 to none, branch 1.19 for deployment
 * Our target is to have a completely reviewed trunk on January 31.
 * February 2012 - Deploy MediaWiki 1.19 to the production cluster

Deployment schedule

 * Monday, February 13 (-14), 23:00-01:00 UTC (3pm-5pm PST):
 * Test deployment to:
 * [//test2.wikipedia.org/wiki/Main_Page test2] ✅
 * Wednesday, February 15 (-16), 23:00-01:00 UTC (3pm-5pm PST):
 * Stage 1 deployment to:
 * mediawikiwiki, strategywiki, usabilitywiki, simplewiki, simplewiktionary, metawiki ✅
 * February 16 (-17), 23:00-01:00 UTC (3pm-5pm PST):
 * Stage 1 deployment (continued) to:
 * hewikisource, frwikisource, eowiki, betawikiversity, enwikiquote, enwikibooks  ✅
 * Tuesday, February 21 (-22), 23:00-03:00 UTC (3pm-7pm PST):
 * Stage 2 deployment to:
 * commons ✅
 * Thursday, February 23 (-24), 23:00-03:00 UTC (3pm-7pm PST):
 * Stage 3 deployment to:
 * All projects except Wikipedia ✅
 * Monday, February 27 (-28), 23:00-03:00 UTC (3pm-7pm PST):
 * Stage 4 deployment to:
 * nlwiki, plwiki ✅
 * Wednesday, February 29 (-March 1), 23:00-03:00 UTC (3pm-7pm PST):
 * Stage 5 deployment to:
 * All Wikipedia sites

Significant code changes
This is a list of significant code changes for the purposes of code review organisation.

Core

 * {Request,I,Derivative}Context
 * Localisation Cache ACCEL store (r101507)
 * FileBackend refactoring, an important part of the SwiftMedia project
 * Other changes tagged "important"

Testing and release planning
Main testing charter Also to check: everything reported between Oct 4, 2011 (deploy day for 1.17) and Oct 15, that we fixed before Oct 31

Other TODOs:
 * Prepare for 1.19 beta testing by compiling a list of people who reported problems in 1.17.0, 1.17.1 & 1.18.0. Ask them to be on-call to test.
 * Mark and Chris to compile the list -- Amgine, et al.
 * Chris to possibly ask them to test trunk versions, definitely ask them to test the 1.19 branch.
 * Discuss testing community communication with Mark & Ashar (testing mailing list? meetings?)

Documents

 * Current code review numbers
 * Code review projection
 * Revision report — Remaining revisions and issues that need to be resolved before the release.
 * Status updates

Communications

 * MediaWiki 1.19/Communications — Communications plan around MediaWiki 1.19