User:Sputniza/OPW Progress Report

This page shall include weekly progress reports for the Wikipedia Education program project as a part of Outreach Program for Women for User:Sputniza.

Relevant Links

 * project schedule agreed with mentors (in progress)
 * phabricator project education-program-design-research

Lessons learned (and actions taken) since 12 November

 * precise coordination is important for a collaboration with people in different time zones and no overlapping office hours
 * installed Ubuntu (as double boot so far) on my mac
 * installed my first blog (wrote my very little first post) and connected the rss with the Outreach Planet
 * initiated first google-hangout with my mentors
 * installed a shared google calendar for time lines
 * created a conpherence on phabricator and invited the mentors
 * set up an IRC client and understood how various IRC Channels are used
 * attended the OPW career office hour with Erin and Tim
 * started to get familiar with trello

Communication Plan

 * agreed some regular time slots with my mentors (Sage Ross, Andrew Russell Green) when we can have live video call in a Google Hangout
 * use IRC for ambient discussion
 * use Email for more specific or urgent issues
 * agreed on trying to make some personal contact with Wikimedia office Berlin to get more familiar with the company and people

Goals for first half of Internship

 * having started some prototype-based testing with professors and/ or students
 * side-goal: having completed at least one small code-based contribution

Week 1: December 9 - December 15

 * 1) got familiar with phabricator
 * 2) started setting up Vagrant, Git and Virtual Box to establish an developper's evironment
 * 3) reported a first bug T8153 on phabricator after discussing the problem at #opw on IRC
 * 4) took a tour and training on php-syntax
 * 5) visited Wikimedia Berlin office and worked with Katie Filbert on setting up the environment - without final success - but gained a lot of insight in the working process and tools of Mediawiki development

Week 2: December 16 - December 22

 * 1) reinstalling ubuntu and the whole VM-Vagrant-envrironment
 * 2) discussing more vagrant issues on #wikimedia-dev / manually cloning the mediawiki-core helps solving the current problem
 * 3) finally got vagrant and the VM running. yay!
 * 4) discussing the work flow of approaching a bug on the instance of T74889, examining the code
 * 5) setting up backlog tasks on phabricator
 * 6) multiple meetings and discussions via IRC, Google hangout and mail with my mentors