Wikimedia Release Engineering Team/Deployment pipeline/2017-04-25

= 2017-04-25 =

Who's here: Marko, Alexandros, Tyler, JR, Dan, Antoine

Last Time

 * There was no last time as it's a miracle there is time any time.

The previous time

 * Ran through RelEng's plan
 * Post merge: build production image, push to repo
 * Services
 * standalone service-runner work
 * Ops
 * Datacenter switch over :)

Team Updates

 * Releng
 * ✅ Jenkinsfile → docker registry http://ci-staging-jenkins.wmflabs.org/ci/job/Jenkinsfile.registry/
 * Blubber: https://github.com/marxarelli/blubber
 * Arbitrary execution
 * Creating files as root
 * Dan + Marko to collab on next steps
 * Everyone hates yaml


 * Ops
 * Staging hardware to arrive 2017-05-08
 * Racked ~mid may/3rd week of May
 * Moritz will be helping!
 * Base debian images


 * Services
 * Generating yaml for minikube for services
 * Build scripts outside of service-runner (unpublished but working)

Pipeline Requirements

 * Requirements doc

For next time
= As Always =
 * Release Pipeline Workboard
 * Meeting notes