User talk:Rtdwivedi

Hello everyone! Please feel free to start a discussion here.

Comments
Somme comments on the proposal:


 * 1) Please remove discussion on this talk page that aren't related to this proposal.

Tpt (talk) 09:39, 26 April 2013 (UTC)
 * 1) For the planing (some comments)
 * 2) May 27- June 17: Ok. Needed time but, if you have no other work at the same time, I believe you can learn the codebase in a week.
 * 3) June 17- June 30: I think that unit tests goes at the same time as the refactoring: you refactor something and you write unit tests.
 * 4) July 1- July 5: I don't think that "use less of global variables" is a goal in itself. It'll be done as the same time as the move to PHP of some parts of code and refactor of the JS part.
 * 5) July 5- July 20: Ok.
 * 6) July 21- July 31: Should be done before the JS refactoring as the JS refactored code will be based on the new PHP components.
 * 7) August 1 - August 12: Should maybe be mixed with the refactoring. Write only unit test during a week is awful.
 * 8) August 12- August 25: Mixed with the refactoring.
 * 9) August 25- September 10: Should be done at the beginning of the JS refactoring as you'll use it for the refactoring.
 * 10) September 10- September 16: Ok
 * 11) September 16- September 23: Ok

Are you already in the Indian Wikimedia community?
Please join the Wikimedia India mailing list so you can keep up with what's happening in the Indian Wikimedia community! Sharihareswara (WMF) (talk) 15:11, 8 May 2013 (UTC)

--Hi! I have joined the mailing list. Thanks a lot! Rtdwivedi