Wikimedia Engineering/Report/2014/October

Major news in October include:
 * https://blog.wikimedia.org/2014/10/17/protecting-users-against-poodle-by-removing-ssl-3-0-support/
 * https://blog.wikimedia.org/2014/10/23/do-you-know-whats-around-you-let-wikipedia-tell-you/
 * https://blog.wikimedia.org/2014/10/27/structured-commons-project-launches-in-berlin/

Engineering metrics in October:
 * 150 unique committers contributed patchsets of code to MediaWiki.
 * About 27 shell requests were processed.

Upcoming events
There are many opportunities for you to get involved and contribute to MediaWiki and technical activities to improve Wikimedia sites, both for coders and contributors with other talents.

For a more complete and up-to-date list, check out the Project:Calendar.

Work with us
Are you looking to work for Wikimedia? We have a lot of hiring coming up, and we really love talking to active community members about these roles.

* Senior Software Engineer - Services
 * Software Engineer - Maps & Geo - Mobile
 * Software Engineer - Mobile - iOS
 * Release Engineer
 * Technical Writer
 * Full Stack Developer - Analytics
 * Research Analyst
 * Agile Coach/ScrumMaster - Team Practices Group
 * Operations Security Engineer
 * Technical Project Manager
 * UX Senior Designer
 * UX Senior Design Researcher
 * UX User Research Recruiter
 * UX Visual Design Fellowship
 * Mobile Partnerships Regional Manager
 * Project Coordinator - Engineering

Announcements

 * https://lists.wikimedia.org/pipermail/analytics/2014-October/002555.html
 * https://lists.wikimedia.org/pipermail/wikimediaannounce-l/2014-October/000993.html
 * https://lists.wikimedia.org/pipermail/wikitech-l/2014-October/078945.html
 * https://lists.wikimedia.org/pipermail/wikitech-l/2014-October/078957.html
 * https://lists.wikimedia.org/pipermail/wikitech-l/2014-October/079202.html

Technical Operations
Dallas data center
 * In October we completed the initial stage of our data center deployment in Dallas; finishing the setup of essential infrastructure, and making sure all essential project data is being replicated and/or backed up in Dallas. The Ops team is now moving towards the next phase; making codfw capable of serving the wikis independently of eqiad, ideally using HHVM.

Tampa data center
 * On the first day of October we shutdown nearly all remaining servers in Tampa, allowing some room to resolve unexpected problems should they occur. On Monday October 6th we started removing all equipment from their racks, and shipped equipment with remaining value to Dallas. By October 12th we vacated the facility completely, marking the end of 10+ years of Wikipedia's home in Tampa.

Labs metrics in October: Tool metrics:
 * Number of projects: 145
 * Number of instances: 413
 * Amount of RAM in use (in MBs): 1,992,192
 * Amount of allocated storage (in GBs): 20,395
 * Number of virtual CPUs in use: 975
 * Number of users: 4,109
 * Number of tools: 947
 * Number of tool maintainers: 550

 Wikimedia Labs
 * Labs suffered a brief, partial outage on October 7th due to a presumed out-of-memory failure on a virtualization node. Everything was back up and running after about 30 minutes; Andrew rebalanced instance load to forestall similar such failures.
 * New hardware has been ordered to expand Labs VM capacity. With luck this will be in place within the next month or so.
 * Marc redesigned the default base image for labs instances. /var/log is now in its own partition, and we support some limited partition resizing.
 * Yuvi has made a good start on setting up instance state monitoring.
 * Marc added an Ubuntu Trusty bastion and exec node to Tool Labs. Some work is still in progress here due to package renames and dependency changes.
 * Marc wrote many pages of operator documentation for tool labs.

Front-end
Front-end libraries standardization

Kiwix
The Kiwix project is funded and executed by Wikimedia CH.



Wikidata
The Wikidata project is funded and executed by Wikimedia Deutschland.



Future

 * The engineering management team continues to update the Deployments page weekly, providing up-to-date information on the upcoming deployments to Wikimedia sites, as well as the annual goals, listing ongoing and future Wikimedia engineering efforts.