User:MaxSem/GSoC analysis

Project completion
Notes:
 * * Although LQT is used by several WMF wikis, it is still not ready for full-scale production use and it took a lot of effort to improve it even to this state.
 * ** Gave 0.5 points to interwiki transclusion in the completed column - still not merged into trunk. Gave 0.5 points to WS legal tool for both completion and use - although it was done, it's merely a bot and not a part of MW proper or extension; also its impact for WMF projects in general was pretty small. I understand that this might be highly subjective, but such is my opinion.

Reasons of failures

 * 2007
 * Audio/video file recoding: not finished.
 * 2008
 * WebDAV: not finished(?), doubtful usefulness from the beginning.
 * Visual Diff: lack of mentor's time?
 * 2009
 * MwEmbed: not finished.
 * Image rendering daemon: not co-ordinated with WMF ops, lack of interest from mentor.
 * 2010
 * Extension management platform: not co-ordinated with WMF ops, too hard for GSoC.
 * 2011
 * Extension Release Management: too hard, student's personal problems.