Scrum of scrums/2015-06-24

= 2015-06-24 =

Roadmap

 * https://phabricator.wikimedia.org/project/sprint/board/1109/

iOS

 * Release 4.1.5 this morning EDT! No longer crashing on startup in Norway (and potentially other countries).

Android

 * Expect beta release today or tomorrow. Production release ~ a week later.
 * Tabbed browsing will be feature flagged to beta release only

Web

 * No cross team dependencies

Fundraising tech

 * Worked on this past week:
 * Refactoring CentralNotice bannerController and the API offered to banners (related to performance improvements and work towards logging a sample of banner history)
 * Queuing changes for improved isolation for PCI requirements
 * A/B testing data in FR dashboard
 * Upgrade version of wm-core on payments wiki
 * Tweaks, details and minor bugfixes: Astropay, Global Collect, CIVI, popups and layout on payment
 * Next week: more of the same + some FR dash features
 * No blockers, no known blocking coming up

Security

 * Wikihiero review done, WikibaseQuality in progress
 * T101739 finished, thanks ops!
 * New security bug process documented - https://wikitech.wikimedia.org/wiki/How_to_deploy_code#Security_patches

Discovery

 * Blocking: none
 * Blockers: none
 * Updates
 * New team member: Bob Flagg, Relevancy Engineer
 * Incoming team member: Mikhail Popov
 * Brainstorming improving responses to future Elastic problems
 * Brainstorming plans for Q1 goal: reducing "zero search results" (or "recall") rates

Release Engineering
* Thanks to ops for helping us to remove NFS dependencies in Beta Cluster and Integration slaves * Beginning implementation of next gen deployment tooling based on outcomes of deployment working group discussions * Breakthrough on nodepool setup for CI isolation (woot!) * Working on Gerrit/Zuul jobs that will run a subset of browser (end-to-end) tests for MW extensions ** Also new "user factory" feature in MW-Selenium to help with creating account fixtures * Still hiring for Automation Engineer * https://boards.greenhouse.io/wikimedia/jobs/62416
 * Blocking: (none)
 * Blocked by: (none)
 * Updates:

Services

 * New hire - Petr!
 * Setting up new RESTBase / Cassandra nodes - https://phabricator.wikimedia.org/T102015
 * hit SSD timeout issues on all new nodes, investigation in progress
 * finishing up the quarterly goal - section edit API - https://phabricator.wikimedia.org/T94890
 * Language team - let's talk about basing CXServer on service-runner - https://phabricator.wikimedia.org/T101272

Parsing

 * Blockers: none
 * Updates:
 * Semantic accuracy in round trip testing now at 99.95%

Analytics

 * Short 30 minute Event Logging loss of data while we were testing migration from ZeroMQ to Kafka. We're backfilling the data
 * We're auditing Event Logging schemas so we can delete old and unneeded data, have reached out to all the owners

Collaboration

 * All real blockers to LQT->Flow migration on MediaWiki.org have been resolved. We would like ops to look at https://phabricator.wikimedia.org/T101583 so we don't need to worry about luasandbox disappearing, but it's not really a blocker currently.
 * Mark as resolved is done
 * OOjs UI work continuing
 * Only one remaining blocker to putting Flow on a Catalan Wikipedia namespace.

Technical Operations

 * Big Labs NFS outage last week
 * Postmortem live; multiple corrective actions taken
 * HTTPS deployment progressing. HSTS at 14d now, optimizing/securing further.
 * RESTBase + Cassandra woes (combination of hardware issues & premature/poorly planned upgrades)